Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.

As directed by and in coordination with FEMA, USACE will provide the Debris PRT to coordinate and execute all necessary actions associated with debris clearance, removal, and disposal site management from public property in the affected areas necessary to eliminate or lessen immediate threats to public health and safety. In some instances, similar requirements may exist for debris clearance and removal from specified private property necessary to eliminate or lessen immediate threats to public health and safety. Implement the Advance Contracting Initiative or other contracting process to provide emergency debris support. This support may include but not limited too debris clearance and removal from critical access routes, roads, bridges, waterways (normally non-navigable), and rights-of-way for emergency vehicles and public access. (Logistics and/or real estate support for rights-of-entry and leasing authorization may be necessary.) Support may include any or all of the following: pick-up, hauling, and dumping of debris; segregating and reducing debris at a landfill or temporary disposal and reduction site (TDRS); hauling from a TDRS to a final disposal site; or managing a TDRS. Exact requirements will be provided using a task order form from FEMA.


Amendment #8:  Extend projected end date to 12/31/2014.  There is no cost increase required at this time.  Also change Project Manager to Asa Stackhouse.

Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Amendment #9- NO cost extension to April 30, 2015 at the Request of the USACE to complete actions on this MA. See USACE letter attached.

Amendment #8:  Extend projected end date to 12/31/2014.  There is no cost increase required at this time.  Also change Project Manager to Asa Stackhouse.

Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Amendment #10 - De-obligation of $8,000,000.00 per USACE letter (attached in eCAPS).

Amendment #9- NO cost extension to April 30, 2015 at the Request of the USACE to complete actions on this MA. See USACE letter attached.

Amendment #8:  Extend projected end date to 12/31/2014.  There is no cost increase required at this time.  Also change Project Manager to Asa Stackhouse.

Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Amendment#11 is issued to de-obligate $8,524,415.62 as per the USACE letter dated May 8, 2015 and attached to this amendment. This action leaves a $696,094.62 for pending transactions as identified in the USACE letter.

Amendment #10 - De-obligation of $8,000,000.00 per USACE letter (attached in eCAPS).

Amendment #9- NO cost extension to April 30, 2015 at the Request of the USACE to complete actions on this MA. See USACE letter attached.

Amendment #8:  Extend projected end date to 12/31/2014.  There is no cost increase required at this time.  Also change Project Manager to Asa Stackhouse.

Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Amendment#12- issued to de-obligate $1,115.42 per the attached ULO (in eCAPS).

Amendment#11 is issued to de-obligate $8,524,415.62 as per the USACE letter dated May 8, 2015 and attached to this amendment. This action leaves a $696,094.62 for pending transactions as identified in the USACE letter.

Amendment #10 - De-obligation of $8,000,000.00 per USACE letter (attached in eCAPS).

Amendment #9- NO cost extension to April 30, 2015 at the Request of the USACE to complete actions on this MA. See USACE letter attached.

Amendment #8:  Extend projected end date to 12/31/2014.  There is no cost increase required at this time.  Also change Project Manager to Asa Stackhouse.

Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Amendment #13 - de-obligate $694,969.20 per email communications with USACE and close MA. Also change Project Manager to Matt Adams.

Amendment#12- issued to de-obligate $1,115.42 per the attached ULO (in eCAPS).

Amendment#11 is issued to de-obligate $8,524,415.62 as per the USACE letter dated May 8, 2015 and attached to this amendment. This action leaves a $696,094.62 for pending transactions as identified in the USACE letter.

Amendment #10 - De-obligation of $8,000,000.00 per USACE letter (attached in eCAPS).

Amendment #9- NO cost extension to April 30, 2015 at the Request of the USACE to complete actions on this MA. See USACE letter attached.

Amendment #8:  Extend projected end date to 12/31/2014.  There is no cost increase required at this time.  Also change Project Manager to Asa Stackhouse.

Amendment #7: Increase funding by $14,000,000(This was discovered after the $0 cost date extention was already approved in e-caps.) $2M is to cover the dumpsters at Breezy Point and other related expenses. Extends the project end date to December 31, 2013.
Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001 in the Federal Registry Volume 78 issue 104)

NOTE:"Amendment 07 also includes $12 million for restoration work at Riis Park. Purpose is to return Riis back to the condition it was in prior to the Debris mission undertaken during Hurricane Sandy; it also is required to comply with National Park Service Regulations."

Amendment #6: Extend the projected end date to June 30, 2013 (no-cost extension).

Amendment #5: Extend the projected end date to April 30, 2013.

Amendment #4:  Extend the projected end date to April 15, 2013.

Amendment #3:  Extend the projected end date to February 28, 2013.

Amendment #2 - Amend to extend end date 30 days (to 1/2/13), and to increase funds by 236 million dollars (total estimated MA value of 331M) which is the potential amount needed for debris removal per the MA Scope of Work.  Funds will be released in increments, with an initial obligated amount / payment of 85 million, and subsequent payments based on burn rates and need as demonstrated by the USACE, up to the full value stated above.

Amendment #1 Increase funding by the amount of $90,000,000.00. to bring MA total to 95 million.  Funds requested in order to fully execute Task Orders 1, 2, and 3 of the Debris Mission.  Copy of cost estimate attached.

United States Army Corps of Engineers, ESF #3 will provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal.


Request USACE to deploy personnel to provide technical assistance to State, Tribal and/or local jurisdictions to provide event specific planning and preparation for temporary roofing mission in coordination with the appropriate State agencies.

Provide technical assistance in roofing repair and cleanup to State and/or local jurisdictions to aid them in accomplishing priority missions at the direction and coordination of FEMA.  Mission Assignment Task Orders will be issued for specific personnel requirements, location(s), dates and duration of assignment(s).  Purchases and equipment are not authorized under this Mission Assignment without written approval of the Operations Section Chief.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MAY include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be later recaptured from private for-profit entities.


Closeout this mission assignment.  De-obligate $100,000 to leave a zero dollar balance.  The mission will be financially closed;  there are no pending bills as this mission never materialized.

 Request USACE to deploy personnel to provide technical assistance to State, Tribal and/or local jurisdictions to provide event specific planning and preparation for temporary roofing mission in coordination with the appropriate State agencies.


 Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11.
USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to Hurricane Sandy.

Deploy Emergency Underwater Teams to include the Underwatering Personnel, local Division/District, DTOS, and Contractor and provide emergency unwatering capability to the affected area as directed by FEMA.  All plans of action must be coordinated by the State.  Implement contracting process to provide pumps and related resources.  This action may include shipping and transporting pumps and Bill of Materials (BOM) as appropriate, to/from mobilization center(s), or other delivery sites.  Perform site assessments for locations provided by the FEMA Project Officer to determine the need for unwatering services to critical flooded area and facilities (the assessments(s) will include size(s), configuration, and quantity).  Haul pumps from the mobiization center or other storage site, and install, operate, and maintain pumps and generators using contractor support and/or Federal assets.  To accomplish these actions, pumps and associated BOM supplied by FEMA, DoD, and/or leased from a contractor may be used.  Provide for the recovery and rehabilitation of FEMA-owned pumps, either in the field or at the LC/remote storage site in coordination with FEMA Logistics.  Purchased assets will be returned to the LC/RSS in coordination with FEMA Logistics.  MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).


Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to Hurricane Sandy.


Amendment #2: Amend to clarify language in accordance with the Business Rules and terms of the extended Cost Share email issued by FEMA Chief Council on 11/9/12, regarding unwatering operations directly related to power restoration and emergency public transportation within the greater NYC area for the period of performance 10/30 ¿ 11/14. This includes but not limited to removing water from access routes, generator and pump delivery along with operators and associated costs for unwatering activities around subway and roadway tunnels and power generation facilities--USACE validated, see attachment in ECAPS.  (This MA corresponds to MA COE-16, which provides for unwatering operations beginning 11/15, after the cost share waiver expires).

Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various properties and locations across the State of New York in response to Hurricane Sandy.


Amendment #3:  De-obligate $2,081,578.27 per ULO for March, attached.  Also change Project Manager to Asa Stackhouse.

Amendment #2: Amend to clarify language in accordance with the Business Rules and terms of the extended Cost Share email issued by FEMA Chief Council on 11/9/12, regarding unwatering operations directly related to power restoration and emergency public transportation within the greater NYC area for the period of performance 10/30 ¿ 11/14. This includes but not limited to removing water from access routes, generator and pump delivery along with operators and associated costs for unwatering activities around subway and roadway tunnels and power generation facilities--USACE validated, see attachment in ECAPS.  (This MA corresponds to MA COE-16, which provides for unwatering operations beginning 11/15, after the cost share waiver expires).

Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various properties and locations across the State of New York in response to Hurricane Sandy.


Amendment #4: De-obligate $200,000 and close MA per ULO report from FFC. Change project manager to Lawrence Ciacci

Amendment #3:  De-obligate $2,081,578.27 per ULO for March, attached.  Also change Project Manager to Asa Stackhouse.

Amendment #2: Amend to clarify language in accordance with the Business Rules and terms of the extended Cost Share email issued by FEMA Chief Council on 11/9/12, regarding unwatering operations directly related to power restoration and emergency public transportation within the greater NYC area for the period of performance 10/30 ¿ 11/14. This includes but not limited to removing water from access routes, generator and pump delivery along with operators and associated costs for unwatering activities around subway and roadway tunnels and power generation facilities--USACE validated, see attachment in ECAPS.  (This MA corresponds to MA COE-16, which provides for unwatering operations beginning 11/15, after the cost share waiver expires).

Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various properties and locations across the State of New York in response to Hurricane Sandy.


Amendment #5: De-obligate $922,811.65 in excess funds per email from USACE and FFC. Change project officer to Christopher Thomas.

Amendment #4: De-obligate $200,000 and close MA per ULO report from FFC. Change project manager to Lawrence Ciacci

Amendment #3:  De-obligate $2,081,578.27 per ULO for March, attached.  Also change Project Manager to Asa Stackhouse.

Amendment #2: Amend to clarify language in accordance with the Business Rules and terms of the extended Cost Share email issued by FEMA Chief Council on 11/9/12, regarding unwatering operations directly related to power restoration and emergency public transportation within the greater NYC area for the period of performance 10/30 ¿ 11/14. This includes but not limited to removing water from access routes, generator and pump delivery along with operators and associated costs for unwatering activities around subway and roadway tunnels and power generation facilities--USACE validated, see attachment in ECAPS.  (This MA corresponds to MA COE-16, which provides for unwatering operations beginning 11/15, after the cost share waiver expires).

Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various properties and locations across the State of New York in response to Hurricane Sandy.


Amednment #6: De-obligate $480,797.57 per USACE correspondence attached in eCAPS. Change Project Officer to Brice Acosta

Amendment #5: De-obligate $922,811.65 in excess funds per email from USACE and FFC. Change project officer to Christopher Thomas.

Amendment #4: De-obligate $200,000 and close MA per ULO report from FFC. Change project manager to Lawrence Ciacci

Amendment #3:  De-obligate $2,081,578.27 per ULO for March, attached.  Also change Project Manager to Asa Stackhouse.

Amendment #2: Amend to clarify language in accordance with the Business Rules and terms of the extended Cost Share email issued by FEMA Chief Council on 11/9/12, regarding unwatering operations directly related to power restoration and emergency public transportation within the greater NYC area for the period of performance 10/30 ¿ 11/14. This includes but not limited to removing water from access routes, generator and pump delivery along with operators and associated costs for unwatering activities around subway and roadway tunnels and power generation facilities--USACE validated, see attachment in ECAPS.  (This MA corresponds to MA COE-16, which provides for unwatering operations beginning 11/15, after the cost share waiver expires).

Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various properties and locations across the State of New York in response to Hurricane Sandy.


Amendment-07 is issued to add back $5,760.00 to this Mission Assignment, per FFC correspondence attached to this email.

Amendnment #6: De-obligate $480,797.57 per USACE correspondence attached in eCAPS. Change Project Officer to Brice Acosta

Amendment #5: De-obligate $922,811.65 in excess funds per email from USACE and FFC. Change project officer to Christopher Thomas.

Amendment #4: De-obligate $200,000 and close MA per ULO report from FFC. Change project manager to Lawrence Ciacci

Amendment #3:  De-obligate $2,081,578.27 per ULO for March, attached.  Also change Project Manager to Asa Stackhouse.

Amendment #2: Amend to clarify language in accordance with the Business Rules and terms of the extended Cost Share email issued by FEMA Chief Council on 11/9/12, regarding unwatering operations directly related to power restoration and emergency public transportation within the greater NYC area for the period of performance 10/30 ? 11/14. This includes but not limited to removing water from access routes, generator and pump delivery along with operators and associated costs for unwatering activities around subway and roadway tunnels and power generation facilities--USACE validated, see attachment in ECAPS.  (This MA corresponds to MA COE-16, which provides for unwatering operations beginning 11/15, after the cost share waiver expires).

Amendment #1: Amend to change project manager, funding amount, and to change projected end date from 11/16 to 11/14/2012 to cover the period of time specified in the 0% cost share waiver. USACE estimates that 8 million (of the 10M under the original MA) was spent during the 0% cost share window for eligible unwatering expenses. The remaining 2M will be applied under a new MA with a start date of 11/15/12, for costs incurred after the cost share waiver expired.

FEMA has determined that this assistance is necessary to respond to a need identified by the State or local government to address an immediate threat to life and property that they would meet if they had the capability. This MA may include providing indirect or incidental benefits to private for-profit entities if FEMA determines that the private entity lacks the present capability to satisfy these requirements on their own in a timely manner
and support is essential to meeting an immediate threat to public health and safety. The assigned agency MAY NOT purchase, lease or procure any equipment not already in Federal inventories without the express approval of FEMA. Costs associated with this mission assignment may be
later recaptured from private for-profit entities.

Re-issue MA from EM3351 COE-NAD 01 to DR 4085 DR- NY COE-NAD11. USACE is requested to provide staff and services to initiate un-watering of various properties and locations across the State of New York in response to Hurricane Sandy.


Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.

The RFO may be an independent facility or colocated with the JFO.  The scope includes procuring or leasing office furniture, supplies, equipment (e.g., automated data processing hardware and software), and utilities, including necessary installation.  Before procuring or leasing any supplies or equipment.  USACE will coordinate with FEMA Logistics on the potential for using existing stock.


Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #6: Extend projected end date to June 30, 2013 at no cost.

Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #7: De-obligate $100,000 in excess funds per letter from USACE

Amendment #6: Extend projected end date to June 30, 2013 at no cost.

Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #8:  De-obligate $250,000 in excess funds from  this mission assignment per attached letter from USACE. Also change Project Manager to Asa Stackhouse.

Amendment #7: De-obligate $100,000 in excess funds per letter from USACE.

Amendment #6: Extend projected end date to June 30, 2013 at no cost.

Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #9:  De-obligate $70,000 from this mission assignment per attached leter from USACE.

Amendment #8:  De-obligate $250,000 in excess funds from  this mission assignment per attached letter from USACE. Also change Project Manager to Asa Stackhouse.

Amendment #7: De-obligate $100,000 in excess funds per letter from USACE.

Amendment #6: Extend projected end date to June 30, 2013 at no cost.

Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #10:  De-obligate $20,000.00 in excess funds per attached letter from NY District, USACE.  Change Project Manager to Carole Peterson.

Amendment #9:  De-obligate $70,000 from this mission assignment per attached leter from USACE.

Amendment #8:  De-obligate $250,000 in excess funds from  this mission assignment per attached letter from USACE. Also change Project Manager to Asa Stackhouse.

Amendment #7: De-obligate $100,000 in excess funds per letter from USACE.

Amendment #6: Extend projected end date to June 30, 2013 at no cost.

Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Amendment #11:  De-obligate $13,350.84 in excess funds and close this MA per attached letter from USACE.

Amendment #10:  De-obligate $20,000.00 in excess funds per attached letter from NY District, USACE.  Change Project Manager to Carole Peterson.

Amendment #9:  De-obligate $70,000 from this mission assignment per attached leter from USACE.

Amendment #8:  De-obligate $250,000 in excess funds from  this mission assignment per attached letter from USACE. Also change Project Manager to Asa Stackhouse.

Amendment #7: De-obligate $100,000 in excess funds per letter from USACE.

Amendment #6: Extend projected end date to June 30, 2013 at no cost.

Amendment #5:  De-obligate $300,000 from this mission assignment per letter from Isalia Garcia, NY-Recovery Field Office RM (attached).

Amendment #4: Extend projected end date to April 30, 2013.

Amendment #3:  Extend projected end date April 15, 2013.

Amendment #2:  Extend projected end date to March 1, 2013.

Amendment #1:  Extend projected end date to January 4, 2013 for 4085DR-NY COE-NAD 12.

Provide funding for leasing space for a Recovery Field Office (RFO) at the direction and coordination of FEMA for 4085-DR-NY.


Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.

Post-Declaration activation, in accordance with the National Disaster Recovery Framework(NDRF), of the Infrastructure Systems Recovery Support Function (IS RSF) to ensure the activities and outcomes identified in the NDRF are achieved in accomplishment of the mission to facilitate the integration of the capabilities of the Federal Government to support local, State and Tribal governments and other infrastructure owners and operators in their efforts to achieve recovery goals relating to the public engineering of the Nation's Infrastructure systems.  See attachment for additional detail on specifics of work.


Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


Amendment #2:  Increase the funds by $50,000.00 for a cumulative total of $140,000.00.  Justification for this additional cost is attached.

Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


Amendment #3:  Increase funds by $50,000 for a cumulative total of $190,000.00.  Also extend projected end date to March 1, 2013.

Amendment #2:  Increase the funds by $50,000.00 for a cumulative total of $140,000.00.  Justification for this additional cost is attached.

Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


Amendment #4:  Increase funds by $250,000 and extend projected end date to June 30, 2013.  Also change the Project Manager to Lawrence Ciacci.

Amendment #3:  Increase funds by $50,000 for a cumulative total of $190,000.00.  Also extend projected end date to March 1, 2013.

Amendment #2:  Increase the funds by $50,000.00 for a cumulative total of $140,000.00.  Justification for this additional cost is attached.

Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


Amendment #5: extend period of performance to 9/30/2013.

Amendment #4:  Increase funds by $250,000 and extend projected end date to June 30, 2013.  Also change the Project Manager to Lawrence Ciacci.

Amendment #3:  Increase funds by $50,000 for a cumulative total of $190,000.00.  Also extend projected end date to March 1, 2013.

Amendment #2:  Increase the funds by $50,000.00 for a cumulative total of $140,000.00.  Justification for this additional cost is attached.

Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


Amendmdent #6: de-obligate $100,000 in excess funds per letter from USACE.

Amendment #5: extend period of performance to 9/30/2013.

Amendment #4:  Increase funds by $250,000 and extend projected end date to June 30, 2013.  Also change the Project Manager to Lawrence Ciacci.

Amendment #3:  Increase funds by $50,000 for a cumulative total of $190,000.00.  Also extend projected end date to March 1, 2013.

Amendment #2:  Increase the funds by $50,000.00 for a cumulative total of $140,000.00.  Justification for this additional cost is attached.

Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


Amendment #7:  De-obligate $127,401.36 in remaining funds and close this Mission Assignment, per attached USACE (NY District) letter.  Change Project Manager to Carole Peterson.

Amendmdent #6: de-obligate $100,000 in excess funds per letter from USACE.

Amendment #5: extend period of performance to 9/30/2013.

Amendment #4:  Increase funds by $250,000 and extend projected end date to June 30, 2013.  Also change the Project Manager to Lawrence Ciacci.

Amendment #3:  Increase funds by $50,000 for a cumulative total of $190,000.00.  Also extend projected end date to March 1, 2013.

Amendment #2:  Increase the funds by $50,000.00 for a cumulative total of $140,000.00.  Justification for this additional cost is attached.

Amendment #1:  Extend projected end date to January 8, 2013 for 4085DR-NY COE NAD 14.

Activate the U.S. Army Corps of Engineers (USACE) to perform duties of the infrastructure Systems (IS) Recovery Support Function (RSF) Coordinating Agency in support of Recovery Operations in response to Hurricane Sandy (FEMA-4085-DR-NY) in the State of New York.


USACE is requested to provide certified National Local Government Liaison(LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.

As directed by and in coordination with FEMA, USACE will provide LGL for direct support to the FEMA Division Supervisor at that assigned location. If there is no Division Supervisor assigned, the LGL will be in direct support to the ESF#3 Team Leader. The mission of the LGL is to support the Federal Team in providing assistance and advice to the local governments in response and recovery mission execution to include relevant issues and concerns that includes all areas affected by Hurricane Sandy. The LGL Action officer will provide oversight to deployed LGL. Daily activity reports will be provided to the FEMA Division Supervisor and the ESF#3 Team Leader. MA task orders will be issued as needed, for specific personnel requirements, location(s), dates, and duration of assignment(s).
Purchase of accountable property is not authorized under this MA. All equipment and supply purchases must be coordinated with FEMA. Prior FEMA approval is necessary to ensure reimbursement.


Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


Amendment #3:  Increase funding by $10,000.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


Amendment #4: Zero cost amendment to extend projected end date to April 30, 2013.

Amendment #3:  Increase funding by $10,000.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


Amendment #5: Zero cost amendment to extend projected end date to June 30, 2013

Amendment #4: Zero cost amendment to extend projected end date to April 30, 2013.

Amendment #3:  Increase funding by $10,000.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


Amendment #6: De-obligate $55,000 in excess funds per letter from USACE.

Amendment #5: Zero cost amendment to extend projected end date to June 30, 2013

Amendment #4: Zero cost amendment to extend projected end date to April 30, 2013.

Amendment #3:  Increase funding by $10,000.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


Amendment #7: De-obligate $30,881.16 in excess frunds and close MA per letter from USACE

Amendment #6: De-obligate $55,000 in excess funds per letter from USACE.

Amendment #5: Zero cost amendment to extend projected end date to June 30, 2013

Amendment #4: Zero cost amendment to extend projected end date to April 30, 2013.

Amendment #3:  Increase funding by $10,000.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Extend projected end date to 2/15/2013.  There is no increase in funding.

USACE is requested to provide certified National Local Government Liaison (LGL) cadre at specified locations affected by Hurricane Sandy as directed by FEMA.


This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.

Deploy Emergency Underwater Teams to include the Underwatering Personnel, local Division/District, DTOS, and Contractor and provide emergency
unwatering capability to the affected area as directed by FEMA. All plans of action must be coordinated by the State. Implement contracting process to
provide pumps and related resources. This action may include shipping and transporting pumps and Bill of Materials (BOM) as appropriate, to/from mobilization center(s), or other delivery sites. Perform site assessments for locations provided by the FEMA Project Officer to determine the need
for unwatering services to critical flooded area and facilities (the assessments(s) will include size(s), configuration, and quantity). Haul pumps from
the mobiization center or other storage site, and install, operate, and maintain pumps and generators using contractor support and/or Federal
assets. To accomplish these actions, pumps and associated BOM supplied by FEMA, DoD, and/or leased from a contractor may be used. Provide
for the recovery and rehabilitation of FEMA-owned pumps, either in the field or at the LC/remote storage site in coordination with FEMA Logistics.
Purchased assets will be returned to the LC/RSS in coordination with FEMA Logistics. MA task orders will be issued for specific personnel
requirements, location(s), dates, and duration of assignment(s).
Region


Amendment #1:  Extend projected end date to December 30, 2012 for 4085DR-NY COD-NAD 16.  Change Project Manager to Newton Tang.

This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.


Amendment #2:  Extend the projected end date to 2/1/2013.  There is no increase in cost.

Amendment #1:  Extend projected end date to December 30, 2012 for 4085DR-NY COD-NAD 16.  Change Project Manager to Newton Tang.

This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.


Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)Change project manager to Lawrence Ciacci

Amendment #2:  Extend the projected end date to 2/1/2013.  There is no increase in cost.

Amendment #1:  Extend projected end date to December 30, 2012 for 4085DR-NY COD-NAD 16.  Change Project Manager to Newton Tang.

This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.


Amendment #4 - De-obligate funds in the amount of $1,467,320.21 per USACE and FFC.  Change Project Manager to Christopher Thomas

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)Change project manager to Lawrence Ciacci

Amendment #2:  Extend the projected end date to 2/1/2013.  There is no increase in cost.

Amendment #1:  Extend projected end date to December 30, 2012 for 4085DR-NY COD-NAD 16.  Change Project Manager to Newton Tang.

This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.


Amendment #5 - De-obligate funds in the amount of $191,270.95 per memo from USACE, attached in eCAPS. Change project manager to Brice Acosta

Amendment #4 - De-obligate funds in the amount of $1,467,320.21 per USACE and FFC.  Change Project Manager to Christopher Thomas

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)Change project manager to Lawrence Ciacci

Amendment #2:  Extend the projected end date to 2/1/2013.  There is no increase in cost.

Amendment #1:  Extend projected end date to December 30, 2012 for 4085DR-NY COD-NAD 16.  Change Project Manager to Newton Tang.

This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.


Amendment #6 - De-obligate $5,760 (that was returned as a credit bill from USACE). See email attached in ECAPS for more details.

Amendment #5 - De-obligate funds in the amount of $191,270.95 per memo from USACE, attached in eCAPS. Change project manager to Brice Acosta

Amendment #4 - De-obligate funds in the amount of $1,467,320.21 per USACE and FFC.  Change Project Manager to Christopher Thomas

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)Change project manager to Lawrence Ciacci

Amendment #2:  Extend the projected end date to 2/1/2013.  There is no increase in cost.

Amendment #1:  Extend projected end date to December 30, 2012 for 4085DR-NY COD-NAD 16.  Change Project Manager to Newton Tang.

This MA is a reissue of the same Scope of Work as detailed in DR4085-NY-COE-NAD11, but covers the period of performance from 11/15/2012 to 12/02/2012 that is subject to 25% State cost share.

USACE is requested to provide staff and services to initiate un-watering of various porperties and locations across the State of New York in response to
Hurricane Sandy.


Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.

Deploy Type 2 Emergency Power PRT to include the Power Planning and Response Team (PRT), 249th Engineer Battalion,
DTOS and ACI Contractor and provide emergency power generation to the affected area as directed
by FEMA.   All plans of action must be coordinated with the State.  Implement Advanced Contracting
Initiative (ACI) or other contracting process to provide generators and related resources.  This
action may include shipping and transporting generators and Bill of Materials (BOM) (e.g,.  wires, connectors,
and load banks), in coordination with FEMA Logistics, as appropriate, to/from logistics centers
(LC), mobilization center(s), or other delivery sites.  Perform site assessments for locations provided
by the FEMA Project Officer to determine the need for temporary electrical services to critical
facilities (the assessment(s) will include size(s), configuration, and quantity).  Haul generators
from the mobilization center or other storage site, and install, operate, and maintain generators
using contractor support and/or Federal assets.  To accomplish these actions, generators and associated
BOM supplied by FEMA, DoD, and/or leased from a contractor may be used.  Provide for the recovery
and rehabilitation of FEMA-owned generators, either in the field or at the LC/remote storage site
in coordination with FEMA Logistics.  Assets will be returned to the LC/RSS fully mission capable in
coordination with FEMA Logistics.  Replenish expended BOM.


Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment #4: De-obligate $506,947.56 in excess funds per e-mail from USACE.

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment #5: De-obligaate $150,000 per USACE ULO.  Change Project Manager to Christopher  Thomas.

Amendment #4: De-obligate $506,947.56 in excess funds per e-mail from USACE.

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment #6: De-obligate $1,990,000.00 per ULO response (See attached).  Change PM to Larry Ciacci.

Amendment #5: De-obligaate $150,000 per USACE ULO.  Change Project Manager to Christopher  Thomas.

Amendment #4: De-obligate $506,947.56 in excess funds per e-mail from USACE.

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment 07: Issued at the direction of the USACE to de-obligate $709,974.13 per the attached email. A balance of $540,000 will remain to support any potential claims from its contractors.

Amendment #6: De-obligate $1,990,000.00 per ULO response (See attached).  Change PM to Larry Ciacci.

Amendment #5: De-obligaate $150,000 per USACE ULO.  Change Project Manager to Christopher  Thomas.

Amendment #4: De-obligate $506,947.56 in excess funds per e-mail from USACE.

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Amendment 08: De-obligate $85,174.85 per ULO report and email communications with USACE. Close MA. Also change Project Manager to Matt Adams.

Amendment 07: Issued at the direction of the USACE to de-obligate $709,974.13 per the attached email. A balance of $540,000 will remain to support any potential claims from its contractors.

Amendment #6: De-obligate $1,990,000.00 per ULO response (See attached).  Change PM to Larry Ciacci.

Amendment #5: De-obligaate $150,000 per USACE ULO.  Change Project Manager to Christopher  Thomas.

Amendment #4: De-obligate $506,947.56 in excess funds per e-mail from USACE.

Amendment #3: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment-02 De-obligate $2 Million in excess funds and change project manager to Lawrence Ciacci.

Amendment-01 issued to provide an additional $12.5 million obligated dollars for continuing power restoration operations within the city of New York. Additional amendment -01 extends the service date to December 31, 2012

Provide temporary emergency power generation to the affected area as directed by FEMA. This is a new  MA with same Scope of Work as the original COE-NAD-01 (0% cost share), generated to cover 25% cost share for ongoing work beyond the 11/14/12 cost share waiver period.


Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.

As directed by and in coordination with FEMA, USACE will provide the Debris PRT to coordinate and execute all necessary actions associated with debris clearance, removal, and disposal site management from public property in the affected areas necessary to eliminate or lessen immediate threats to public health and safety. In some instances, similar requirements may exist for debris clearance and removal from specified private property necessary to eliminate or lessen immediate threats to public health and safety. Implement the Advance Contracting Initiative or other contracting process to provide emergency debris support. This support may include but not limited to debris clearance and removal from critical access routes, roads, bridges, waterways (normally non-navigable), and rights-of-way for emergency vehicles and public access. (Logistics and/or real estate support for rights-of-entry and leasing authorization may be necessary.) Support may include any or all of the following: pick-up, hauling, and dumping of debris; segregating and reducing debris at a landfill or temporary disposal and reduction site (TDRS); hauling from a TDRS to a final disposal site; or managing a TDRS. FEMA MA Task Orders will be issued for specific personnel requirements, locations, dates, and duration of assignment(s). All equipment and supply purchase must be cordinated with FEMA; prior FEMA Operations Section Chief approval is necessary to ensure reimbursement.


Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #8:  De-obligate $8,000,000.00 in excess funds per attached letter from USACE, NY District.  Change Project Manager to Carole Peterson.

Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #9:  De-obligate $100,000.00 in excess funds per attached letter from USACE, NY District.

Amendment #8:  De-obligate $8,000,000.00 in excess funds per attached letter from USACE, NY District.  Change Project Manager to Carole Peterson.

Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #10: Obligate previously de-obligated funds in the amount of $3,000,000.00. Funding is needed to settle existing Request for Equitable Adjustments (REAs).

Amendment #9:  De-obligate $100,000.00 in excess funds per attached letter from USACE, NY District.

Amendment #8:  De-obligate $8,000,000.00 in excess funds per attached letter from USACE, NY District.  Change Project Manager to Carole Peterson.

Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #11: Extend projected end date to 7/31/14 to allow for download of funds in USACE database for contract funding purposes.  No increase in funding. Change Project Manager to David Davich.

Amendment #10: Obligate previously de-obligated funds in the amount of $3,000,000.00. Funding is needed to settle existing Request for Equitable Adjustments (REAs).

Amendment #9:  De-obligate $100,000.00 in excess funds per attached letter from USACE, NY District.

Amendment #8:  De-obligate $8,000,000.00 in excess funds per attached letter from USACE, NY District.  Change Project Manager to Carole Peterson.

Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #12: De-obligate $1,315,505.80 and close mission following receipt of final bill.  See attached memo from USACE. Changed PM to Larry Ciacci.

Amendment #11: Extend projected end date to 7/31/14 to allow for download of funds in USACE database for contract funding purposes.  No increase in funding. Change Project Manager to David Davich.

Amendment #10: Obligate previously de-obligated funds in the amount of $3,000,000.00. Funding is needed to settle existing Request for Equitable Adjustments (REAs).

Amendment #9:  De-obligate $100,000.00 in excess funds per attached letter from USACE, NY District.

Amendment #8:  De-obligate $8,000,000.00 in excess funds per attached letter from USACE, NY District.  Change Project Manager to Carole Peterson.

Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Amendment #13: De-obligate $63,129.05 per FEMA Finance Center Email (see attached. A small balance remains until final close out.

Amendment #12: De-obligate $1,315,505.80 and close mission following receipt of final bill.  See attached memo from USACE. Changed PM to Larry Ciacci.

Amendment #11: Extend projected end date to 7/31/14 to allow for download of funds in USACE database for contract funding purposes.  No increase in funding. Change Project Manager to David Davich.

Amendment #10: Obligate previously de-obligated funds in the amount of $3,000,000.00. Funding is needed to settle existing Request for Equitable Adjustments (REAs).

Amendment #9:  De-obligate $100,000.00 in excess funds per attached letter from USACE, NY District.

Amendment #8:  De-obligate $8,000,000.00 in excess funds per attached letter from USACE, NY District.  Change Project Manager to Carole Peterson.

Amendment #7:  Deobligate $2,000,000 from this mission assignment per attached letter from USACE (New York District) dated Sep 17, 2013.  Also change Project Manager to Asa Stackhouse.

Amendment #6: Extend Projected end date to 12/31/2013. No cost increase needed at this time.

Amendment #5: Change state cost share to 90/10 per Amendment #9 of the Disaster Declaration. (Docket ID FEMA-2013-0001; FR Doc No 2013-12838 in the Federal Registry Volume 78 issue 104)

Amendment #4: Extend projected end date to June 30, 2013 at no additional cost.

Amendment #3: Extend the projected end date to April 30, 2013 at no additional cost.

Amendment #2:  Extend the projected end date to April 15, 2013.

Amendment #1:  Increase funding by $5,700,000.  This is for the debris removal MA for Fire Island in Suffolk County, NY.  The original mission asignment requested $30,000,000 to be paid in increments.  This additional funding is necessary to issue contracts for Private Property Debris Removal and Public ROW. Also extend the projected end date to April 1, 2013.

Request the United States Army Corps of Engineers, ESF #3 provide Debris Planning and Response Team (PRT), support personnel and contractor resources to coordinate and execute all necessary actions associated with debris clearance and removal for Fire Island / Suffolk County, NY in response to Hurricane Sandy (4085DR-NY). This MA has an estimated value of 30 million dollars; funds will be released in increments, with an initial obligated amount / payment of 15 million, and subsequent payments based on burn rates and need as demonstrated by the USACE.


Purpose:  Fund damage/risk assessment for the USACE activities for the Beach Emergency Protective Measures Task Force to produce for the State of New York a detailed assessment identifying immediate threats to life and improved property (FEMA Definition) along New York State coast for those areas directly affected by Super Storm Sandy, potentially eligible for emergency protective measures funding under the FEMA Public Assistance Program. NOTE: Total amount of this Mission Assignment is $350,000, which will be released in increments. First increment is $150k.

Provide coastal engineering assessment, to include a range of emergency protective measures to be implemented by April 1, 2013.  Assessment will include most practicable, quickest, temporary emergency protective measures to lessen an immediate threat to life and improve property (FEMA Definition).  Possible solutions will be outlined in a report to include both sand and other temporary options to provide necessary protection measures.

USACE to provide current status of identified upland and aquatic sources of sand (designated borrow areas) including level of review required and feasibility to utilize these sources of sand needed for emergency protective measures and other suitable sand options identified in report.

Examples of work under this mission assignment defined in Task Orders may include:  preliminary damage assessments, risk assessment against potential damage from "five year" coastal storm, environmental assessments, information regarding the status of ongoing environmental impact statements to allow the Task Force to gauge the availability of approved sand for possible protective dune construction and physical surveys of beaches.

Work to be completed in Phases, identified and detailed in subsequent Task Orders.

Reports to detail agreed upon options, to include both emergency protective measures to be constructed on beaches, or located immediately adjacent upland to beaches to limit thresats.  Report to include identification of environmental limitations.


Amendment #1:  Increase the funding by $75,000 and extend the extend the projected end date to April 15, 2013. Also change the Project Manager to Larry Ciacci.

Purpose:  Fund damage/risk assessment for the USACE activities for the Beach Emergency Protective Measures Task Force to produce for the State of New York a detailed assessment identifying immediate threats to life and improved property (FEMA Definition) along New York State coast for those areas directly affected by Super Storm Sandy, potentially eligible for emergency protective measures funding under the FEMA Public Assistance Program. NOTE: Total amount of this Mission Assignment is $350,000, which will be released in increments. First increment is $150k.


Amendment #2:  Extend the projected end date to June 1, 2013.  There is no increase of cost.

#Amendment #1:  Increase the funding by $75,000 and extend the extend the projected end date to April 15, 2013. Also change the Project Manager to Larry Ciacci.

Purpose:  Fund damage/risk assessment for the USACE activities for the Beach Emergency Protective Measures Task Force to produce for the State of New York a detailed assessment identifying immediate threats to life and improved property (FEMA Definition) along New York State coast for those areas directly affected by Super Storm Sandy, potentially eligible for emergency protective measures funding under the FEMA Public Assistance Program. NOTE: Total amount of this Mission Assignment is $350,000, which will be released in increments. First increment is $150k.