7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.


7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.

Request for 5 BVI Specialists (all five must have FEMA PA experience) to support FEMA Public Assistance (PA) , same 5 BVI SME¿s as requested on  DR4210.
not to exceed 90 days, and work closely with applicants to inspect damages caused by flooding, develop
reasonable estimates of costs for work to be completed, or utilize applicant data to write PWs for
completed work. The SMEs shall be fully trained in PA and be experienced Project Specialists in previous
disasters with the requested specialties for both Emergency and Permanent work and CEF as requested.
MA amendments will be used to request additional funding as needed. No purchases of equipment
are authorized under this MA unless agreed upon in advance with FEMA. Task Orders will be used
to provide specific direction and requirements to TVA/BVI for this mission. Your agency must validate
the unliquidated MA balance as stipulated by FEMA to maintain reimbursable authority. Accrual data
must also be provided to FEMA no later than the third business day after fiscal quarter end close.


8/08/15 Amendment 5 - extend the projected end date 90 days to 12/02/2015,August burn rate attached and change the FAO to Regis Phelan

7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.


9/02/2015 Amendment 6-  Add $60K based on projected Aug/Sep invoice and burn rate.(see attached).

8/08/15 Amendment 5 - extend the projected end date 90 days to 12/02/2015,August burn rate attached and change the FAO to Regis Phelan

7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.


9/14/2015  Amendment 7 change project officer from Deral Stout to Kevin Stewart.
9/02/2015 Amendment 6-  Add $60K based on projected Aug/Sep invoice and burn rate.(see attached).

8/08/15 Amendment 5 - extend the projected end date 90 days to 12/02/2015,August burn rate attached and change the FAO to Regis Phelan

7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.


9/30/2015 Amendment 8 Add $35k for september billing

9/14/2015  Amendment 7 change project officer from Deral Stout to Kevin Stewart.
9/02/2015 Amendment 6-  Add $60K based on projected Aug/Sep invoice and burn rate.(see attached).

8/08/15 Amendment 5 - extend the projected end date 90 days to 12/02/2015,August burn rate attached and change the FAO to Regis Phelan

7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.


11/2/2015 Amendment 9 reduce 35k funds not needed combined FY2016
9/30/2015 Amendment 8 Add $35k for september billing

9/14/2015  Amendment 7 change project officer from Deral Stout to Kevin Stewart.
9/02/2015 Amendment 6-  Add $60K based on projected Aug/Sep invoice and burn rate.(see attached).

8/08/15 Amendment 5 - extend the projected end date 90 days to 12/02/2015,August burn rate attached and change the FAO to Regis Phelan

7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.


7/8/2016 Deobligate $23,490.78 and submit for closeout.  Change PM to Mark O'Hanlon, MAM to Kerry Holmes and FAO to Kelly Wolslayer

11/2/2015 Amendment 9 reduce 35k funds not needed combined FY2016
9/30/2015 Amendment 8 Add $35k for september billing

9/14/2015  Amendment 7 change project officer from Deral Stout to Kevin Stewart.
9/02/2015 Amendment 6-  Add $60K based on projected Aug/Sep invoice and burn rate.(see attached).

8/08/15 Amendment 5 - extend the projected end date 90 days to 12/02/2015,August burn rate attached and change the FAO to Regis Phelan

7/31/2015 Amendment 4 - Add $75K based on projected July invoice and burn rate. (see attached) will revise in 30 days

7/09/2015 Amendment 3 - Add $30K based on burn rate.   Will revise in 30 days.

6/12/2015 Amendment 2 - Add $75K based on burn rate.   Will revise in 30 days.

6/8/2015 Amendment 1 - Add $20K based on burn rate (attached).  Will revise in 30 days.

Deploy the Tennessee Valley Authority (TVA) Bicentennial Volunteers Incorporated (BVI)

Provide technical support to the FEMA Public Assistance / Infrastructure Branch in the formulation
of Sub grant Applications (PWs / SGA) categories A-G under the direction of FEMA for approximately
90 days.

Five personnel initially requested to fill the roles of project specialists assisting with support
and project development. One project specialist will need experience in Cost Estimate Formulation.
Four project specialists in Cat A-G with an emphasis on road and bridge experience.

Burn rates will be required to support incremental funding on a 30 day cycle. Increments may be adjusted by FEMA
dependent upon burn-rates, staffing changes, and travel requirements, in coordination and agreement
with TVA Action Officer.

Request for 5 BVI Specialists (all five must have FEMA PA experience) to support FEMA Public Assistance (PA) , same 5 BVI SME¿¿¿¿¿¿¿¿¿¿¿¿s as requested on  DR4210.
not to exceed 90 days, and work closely with applicants to inspect damages caused by flooding, develop
reasonable estimates of costs for work to be completed, or utilize applicant data to write PWs for
completed work. The SMEs shall be fully trained in PA and be experienced Project Specialists in previous
disasters with the requested specialties for both Emergency and Permanent work and CEF as requested.
MA amendments will be used to request additional funding as needed. No purchases of equipment
are authorized under this MA unless agreed upon in advance with FEMA. Task Orders will be used
to provide specific direction and requirements to TVA/BVI for this mission. Your agency must validate
the unliquidated MA balance as stipulated by FEMA to maintain reimbursable authority. Accrual data
must also be provided to FEMA no later than the third business day after fiscal quarter end close.


FEMA requests activation of USACE to support Mitigation activities, provide assistance to FEMA to determine the elevation of high water marks in the designated counties as directed by FEMA. Complete all work in coordination with and as directed by FEMA.

Requests 4 teams of two personnel each (8 total). Mission expected to last 60 days, but will incrementally fund every 30 days.

USACE to provide assistance in the collection of recent storm data through field processes that locate and identify high water marks from water stains, debris lines, and other recordable measures. These high water marks are to be located in watersheds along rivers and streams that were heavily impacted in the recent storms in order to evaluate current flood maps or to use as key data sources for developing temporary disaster flood mapping with advisory flood elevations. This information can be used by local communities to become more resilient through mitigation.

Leases, contracts, or purchases will be separately funded with a 40-1. No leases, contracts, or purchases are authorized under the funding for this Mission Assignment.
MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to obligate an additional $50,000 to this mission and extend the end date to August 14, 2015.

FEMA requests activation of USACE to support Mitigation activities, provide assistance to FEMA to determine the elevation of high water marks in the designated counties as directed by FEMA. Complete all work in coordination with and as directed by FEMA.

Requests 4 teams of two personnel each (8 total). Mission expected to last 60 days, but will incrementally fund every 30 days.


Amendment #2: Amend to extend end date to 8/21/15 per the OSC to allow time to schedule deliverables brief with the FCO. No Additional Funding required.

Amendment #1: Amend to obligate an additional $50,000 to this mission and extend the end date to August 14, 2015.

FEMA requests activation of USACE to support Mitigation activities, provide assistance to FEMA to determine the elevation of high water marks in the designated counties as directed by FEMA. Complete all work in coordination with and as directed by FEMA.

Requests 4 teams of two personnel each (8 total). Mission expected to last 60 days, but will incrementally fund every 30 days.


Amendment #3: Amend to change end date to 9/18/15. No Additional Funding Required.

Amendment #2: Amend to extend end date to 8/21/15 per the OSC to allow time to schedule deliverables brief with the FCO. No Additional Funding required.

Amendment #1: Amend to obligate an additional $50,000 to this mission and extend the end date to August 14, 2015.

FEMA requests activation of USACE to support Mitigation activities, provide assistance to FEMA to determine the elevation of high water marks in the designated counties as directed by FEMA. Complete all work in coordination with and as directed by FEMA.

Requests 4 teams of two personnel each (8 total). Mission expected to last 60 days, but will incrementally fund every 30 days.


Amendment #4: Amend to de-obligate $5,116.81 in excess funding per USACE.
Amendment #3: Amend to change end date to 9/18/15. No Additional Funding Required.

Amendment #2: Amend to extend end date to 8/21/15 per the OSC to allow time to schedule deliverables brief with the FCO. No Additional Funding required.

Amendment #1: Amend to obligate an additional $50,000 to this mission and extend the end date to August 14, 2015.

FEMA requests activation of USACE to support Mitigation activities, provide assistance to FEMA to determine the elevation of high water marks in the designated counties as directed by FEMA. Complete all work in coordination with and as directed by FEMA.

Requests 4 teams of two personnel each (8 total). Mission expected to last 60 days, but will incrementally fund every 30 days.


Activate the US Army Corps of Engineers (USACE) to perform duties of the Infrastructure Systems (IS) Recovery Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in OK.

Post-Declaration activation, in accordance with the National Disaster Recovery Framework (NDRF), of the Infrastructure Systems Recovery Support Function (IS RSF) to ensure the activities and outcomes identified in the NDRF are achieved in accomplishment of the mission to facilitate the integration of the capabilities of the Federal Government to support local, State and Tribal governments and other infrastructure owners and operators in their efforts to achieve recovery goals relating to the public engineering of the Nation¿s infrastructure systems.

Functions will be performed at the Joint Field Office (JFO) in Oklahoma City, OK or other locations determined in coordination with FEMA, and in collaboration and coordination with the Federal Coordinating Officer (FCO) and the Federal Disaster Recovery Coordinator (FDRC).

Duties include, but are not limited to:
¿ Activation of the Infrastructure RSF and identification of an IS RSF Field Coordinator to support the FDRC starting the week of July 13, 2015. Field coordinator may work on site, provide virtual support, or work episodically based on need and with the concurrence of the FDRC.
¿ Coordination of RSF field activities with the appropriate RSF primary and support agencies and organizations, and JFO and State partners.
¿ Provide Subject Matter Expertise to the FDRC.
¿ Conduct a Mission Scoping Assessment of the infrastructure sector for the FDRC no later than August 14, 2015 or other date agreed to between the RSF Field Coordinator and the FDRC. Mission Scoping should include existing data on infrastructure impacts and identification of initial state, local and tribal Recovery Priorities.
¿ Prepare the Infrastructure section of the initial Recovery Support Strategy (RSS) by building on the mission scoping assessment and make recommendations for follow-on activities. Submission of the Infrastructure section of the initial RSS to the FDRC is to be no later than 60 days after the completion of the Mission Scoping Assessment or other date agreed to between the RSF Field Coordinator and the FDRC.
¿ Additional tasks consistent with the FIOP may be assigned by Task Order including, but not limited to: implementing the Economic portion of the Recovery Support Strategy (RSS).
Additional tasks consistent with the NDRF may be assigned by Task Order including, but not limited to implementing the IS portion of the Recovery Support Strategy (RSS).

This Mission Assignment is effective upon receipt and will remain so until superseded by an Interagency Agreement (IAA) or other suitable document agreeable to both USACE and FEMA or when the Statement of Work is completed.

Administrative costs, per diem, overtime, travel and transportation rentals are allowed under this MA.
Equipment purchases are not authorized under this MA unless requested and approved by FEMA prior to purchase.

This activation and the costs associated to support it will remain current until your agency is either stood down or deactivated by mutual agreement or a succeeding document is executed.

Additional funding may be added to this MA by Amendment when fully justified by USACE and agreed upon by FEMA.

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain
reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to extend end date 30 days and increase funding by $15,000.00.

Activate the US Army Corps of Engineers (USACE) to perform duties of the Infrastructure Systems (IS) Recovery Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in OK.


Amendment #2: Amend to extend end date to 10/31/15 per FDRC.
Amendment #1: Amend to extend end date 30 days and increase funding by $15,000.00.

Activate the US Army Corps of Engineers (USACE) to perform duties of the Infrastructure Systems (IS) Recovery Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in OK.


Amendment #3: Amend to de-obligate $25,061.99 per fiscal close out letter.
Amendment #2: Amend to extend end date to 10/31/15 per FDRC.
Amendment #1: Amend to extend end date 30 days and increase funding by $15,000.00.

Activate the US Army Corps of Engineers (USACE) to perform duties of the Infrastructure Systems (IS) Recovery Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in OK.


USACE to provide 20 personnel to assist with PA activities in response to DR-4222-OK.

Provide staff with knowledge of public works projects and experience and working knowledge of repairs to public infrastructure to included roads and bridges, drainage structures, public utilities (water & wastewater) buildings and debris. Staff will assist in the preparation of Project Worksheets (PWs) for FEMA's Public Assistance Program. The PWs will address all categories of work for infrastructure taken by state and local applicants in response DR 4222 Oklahoma. The PWs will also require clear scopes of work to repair the disaster damages caused by the storms and will also require complete repair estimates on a line item basis based on review of applicant documentation submitted for all completed work . Documentation will include payroll data, equipment material logs and documented contractor/sub-contractor costs.

***Priority***
- Must have 60 to 90 day commitment for deployment to this disaster.

Specifics
- Classroom/training day
- Question and Answer day
- Guidance (this may include specific instruction for the type of project being worked and location)
- Assignment to PAC in various locations
- Follow instruction of assigned PAC
- Work hours (work hours vary from PAC to PAC because of work load)

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULQ@DHS. gov


Amendment #1:  Amend to increase funding by $500,000.00 no change in end date.

USACE to provide 20 personnel to assist with PA activities in response to DR-4222-OK.


Amendment #2:  Amend to de-obligate $636,433.00 and close MA.
Amendment #1:  Amend to increase funding by $500,000.00 no change in end date.
USACE to provide 20 personnel to assist with PA activities in response to DR-4222-OK.


Amendment #3:  Amend to de-obligate $184.97 from credit bill on previous closed MA; MA remains closed.

Amendment #2:  Amend to de-obligate $636,433.00 and close MA.

Amendment #1:  Amend to increase funding by $500,000.00 no change in end date.
USACE to provide 20 personnel to assist with PA activities in response to DR-4222-OK.


Amendment #4:  Amend to de-obligate $100.17 resulting from credit bill on previously closed MA; MA will remain closed.
Amendment #3:  Amend to de-obligate $184.97 from credit bill on previous closed MA; MA remains closed.
Amendment #2:  Amend to de-obligate $636,433.00 and close MA.
Amendment #1:  Amend to increase funding by $500,000.00 no change in end date.
USACE to provide 20 personnel to assist with PA activities in response to DR-4222-OK.


Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.

Post-Declaration activation, in accordance with the National Disaster Recovery Framework (NDRF), of the Economic Recovery Support Function (RSF: Economic) to ensure the activities and outcomes identified in the Recovery ¿ Federal Interagency Operations Plan (FIOP) are achieved in accomplishment of the mission to assist locally-led individuals and communities.
Functions will be performed at the Joint Field Office (JFO) in Oklahoma City, OK or other locations determined in coordination with FEMA, and in collaboration and coordination with the Federal Coordinating Officer (FCO) and the Federal Disaster Recovery Coordinator (FDRC).
Duties may include, but are not limited to:
¿	Activation of the Economic RSF and identification of an Economic RSF Field Coordinator to support the FDRC. Field coordinator may work on site, provide virtual support, or work episodically based on need and with the concurrence of the FDRC.
¿	Coordination of RSF field activities with the appropriate RSF primary and support agencies and organizations, and JFO and State partners.
¿	Provide Subject Matter Expertise to the FDRC.
¿	Conduct a Mission Scoping Assessment of the economic sector for the FDRC no later than August 13, 2015 or other date agreed to between the RSF Field Coordinator and the FDRC. Mission Scoping should include existing data on economic impacts and identification of initial state, local and tribal recovery priorities.
¿	Prepare the Economic section of the initial Recovery Support Strategy (RSS) by building on the mission scoping assessment and make recommendations for follow-on activities. Submission of the Economic section of the initial RSS to the FDRC is to be 60 days after the completion of the Mission Scoping Assessment or other date agreed to between the RSF Field Coordinator and the FDRC.
¿	Additional tasks consistent with the FIOP may be assigned by Task Order including, but not limited to: implementing the Economic portion of the Recovery Support Strategy (RSS).
This Mission Assignment is effective upon receipt and will remain so until superseded by an Interagency Agreement (IAA) or other suitable document agreeable to both EDA and FEMA or when the Statement of Work is completed.
Administrative costs, contract support, per diem, overtime, travel and transportation rentals are allowed under this MA.
Equipment purchases are not authorized under this MA unless requested and approved by FEMA prior to purchase.
MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).
This activation and the costs associated to support it will remain current until your agency is either stood-down or deactivated by mutual agreement or a succeeding document is executed.
Additional funding may be added to this MA by Amendment when fully justified by DOC/EDA and agreed upon by FEMA.
DOC/EDA POC:
Total Cost Estimate:  60 DAYS -60 day support is $121,884.60     30 days - $$60,942.30
Based On:
Supporting Info/Notes:
Note: Total estimated costs are for planning purposes only. Federal agencies will be reimbursed ONLY for actual costs incurred. The mission assigned agency is responsible for ensuring that the activity was properly authorized, goods were received, and services were provided. The agency must also ensure that the costs are reasonable and supported by documentation maintained by the respective agencies.
Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to extend end date to 9/21/15.

Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.


Amendment #2: Amend to extend end date to 10/31/15
Amendment #1: Amend to extend end date to 9/21/15.

Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.


Amendment #3: Amend to increase funding by $52,000.00
Amendment #2: Amend to extend end date to 10/31/15
Amendment #1: Amend to extend end date to 9/21/15.

Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.


Amendment #4: Amend to extend end date to 11/14/15 no additional funding.
Amendment #3: Amend to increase funding by $52,000.00
Amendment #2: Amend to extend end date to 10/31/15
Amendment #1: Amend to extend end date to 9/21/15.

Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.


Amendment #5: Amend to extend end date to 12/18/15 and increase funding by $4,000.00
Amendment #4: Amend to extend end date to 11/14/15 no additional funding.
Amendment #3: Amend to increase funding by $52,000.00
Amendment #2: Amend to extend end date to 10/31/15
Amendment #1: Amend to extend end date to 9/21/15.

Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.


Amendment #6: Amend to de-obligate {$8,973.91} and close the MA. This action based on receipt of final bill.
Amendment #5: Amend to extend end date to 12/18/15 and increase funding by $4,000.00
Amendment #4: Amend to extend end date to 11/14/15 no additional funding.
Amendment #3: Amend to increase funding by $52,000.00
Amendment #2: Amend to extend end date to 10/31/15
Amendment #1: Amend to extend end date to 9/21/15.

Activate (Dept of Commerce- Economic Development Administration (EDA)) to perform duties of the Economic Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of August 2015 and other duties in support of recovery operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA -DR-4222-OK) in the state of OK.

Post-Declaration activation, in accordance with the National Disaster Recovery Framework (NDRF), of the Economic Recovery Support Function (RSF: Economic) to ensure the activities and outcomes identified in the Recovery ¿¿¿¿ Federal Interagency Operations Plan (FIOP) are achieved in accomplishment of the mission to assist locally-led individuals and communities.
Functions will be performed at the Joint Field Office (JFO) in Oklahoma City, OK or other locations determined in coordination with FEMA, and in collaboration and coordination with the Federal Coordinating Officer (FCO) and the Federal Disaster Recovery Coordinator (FDRC).
Duties may include, but are not limited to:
¿¿¿¿	Activation of the Economic RSF and identification of an Economic RSF Field Coordinator to support the FDRC. Field coordinator may work on site, provide virtual support, or work episodically based on need and with the concurrence of the FDRC.
¿¿¿¿	Coordination of RSF field activities with the appropriate RSF primary and support agencies and organizations, and JFO and State partners.
¿¿¿¿	Provide Subject Matter Expertise to the FDRC.
¿¿¿¿	Conduct a Mission Scoping Assessment of the economic sector for the FDRC no later than August 13, 2015 or other date agreed to between the RSF Field Coordinator and the FDRC. Mission Scoping should include existing data on economic impacts and identification of initial state, local and tribal recovery priorities.
¿¿¿¿	Prepare the Economic section of the initial Recovery Support Strategy (RSS) by building on the mission scoping assessment and make recommendations for follow-on activities. Submission of the Economic section of the initial RSS to the FDRC is to be 60 days after the completion of the Mission Scoping Assessment or other date agreed to between the RSF Field Coordinator and the FDRC.
¿¿¿¿	Additional tasks consistent with the FIOP may be assigned by Task Order including, but not limited to: implementing the Economic portion of the Recovery Support Strategy (RSS).
This Mission Assignment is effective upon receipt and will remain so until superseded by an Interagency Agreement (IAA) or other suitable document agreeable to both EDA and FEMA or when the Statement of Work is completed.
Administrative costs, contract support, per diem, overtime, travel and transportation rentals are allowed under this MA.
Equipment purchases are not authorized under this MA unless requested and approved by FEMA prior to purchase.
MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).
This activation and the costs associated to support it will remain current until your agency is either stood-down or deactivated by mutual agreement or a succeeding document is executed.
Additional funding may be added to this MA by Amendment when fully justified by DOC/EDA and agreed upon by FEMA.
DOC/EDA POC:
Total Cost Estimate:  60 DAYS -60 day support is $121,884.60     30 days - $$60,942.30
Based On:
Supporting Info/Notes:
Note: Total estimated costs are for planning purposes only. Federal agencies will be reimbursed ONLY for actual costs incurred. The mission assigned agency is responsible for ensuring that the activity was properly authorized, goods were received, and services were provided. The agency must also ensure that the costs are reasonable and supported by documentation maintained by the respective agencies.
Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Activate the Dept. of Interior (DOI) to perform the duties of the Natural and Cultural Resources (NCR) Recovery Support Function (RSF) Coordination Agency to complete the Mission Scoping Assessment (MSA) process by 20th of August and identify a NCR Field Coordinator in support of recovery operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in the state of Oklahoma.

Post-Declaration activation, in accordance with the National Disaster Recovery Framework (NDRF), of the Natural and Cultural Resources Recovery Support Function (NCR RSF) to ensure the activities and outcomes identified in the Recovery ¿ Federal Interagency Operations Plan (FIOP) are achieved in accomplishment of the mission to integrate Federal assets and capabilities to help State and Tribal governments and communities address long-term environmental and cultural resource recovery needs.
Functions will be performed at the Joint Field Office (JFO) in Oklahoma City, OK or other locations determined in coordination with FEMA, and in collaboration and coordination with the Federal Coordinating Officer (FCO) and the Federal Disaster Recovery Coordinator (FDRC).
Duties include, but are not limited to:
¿	Activation of the Natural and Cultural Resources RSF and identification of a Natural and Cultural Resources RSF Field Coordinator to support the FDRC starting the week of July 13, 2015. Field coordinator may work on site, provide virtual support, or work episodically based on need and with the concurrence of the FDRC.
¿	Coordination of RSF field activities with the appropriate RSF primary and support agencies and organizations, and JFO and State partners including the Environmental and Historic Preservation (EHP) officer and the State Historic Preservation Officer (SHPO).
¿	Provide Subject Matter Expertise to the FDRC.
¿	Conduct a Mission Scoping Assessment of the Natural and Cultural Resources sector for the FDRC no later than August 14, 2015 or other date agreed to between the RSF Field Coordinator and the FDRC. Mission Scoping should include existing data on natural and cultural resource impacts and identification of initial state, local and tribal recovery priorities.
¿	Prepare the Natural and Cultural section of the initial Recovery Support Strategy (RSS) by building on the mission scoping assessment and make recommendations for follow-on activities. Submission of the Natural and Cultural Resources section of the initial RSS to the FDRC is to be no later than 60 days after the completion of the Mission Scoping Assessment or other date agreed to between the RSF Field Coordinator and the FDRC.
¿	Additional tasks consistent with the FIOP may be assigned by Task Order including, but not limited to: implementing the Natural and Cultural Resources portion of the Recovery Support Strategy (RSS).
This Mission Assignment is effective upon receipt and will remain so until superseded by an Interagency Agreement (IAA) or other suitable document agreeable to both DOI and FEMA or when the Statement of Work (SOW) is completed.
Administrative costs, per diem, overtime, travel and transportation rentals are allowed under this MA.
Equipment purchases are not authorized under this MA unless requested and approved by FEMA prior to purchase.
This activation and the costs associated to support it will remain current until your agency is either stood down or deactivated by mutual agreement or a succeeding document is executed.
Additional funding may be added to this MA by Amendment when fully justified by DOI and agreed upon by FEMA.
Supporting Info/Notes:
Note: Total estimated costs are for planning purposes only. Federal agencies will be reimbursed ONLY for actual costs incurred. The mission assigned agency is responsible for ensuring that the activity was properly authorized, goods were received, and services were provided. The agency must also ensure that the costs are reasonable and supported by documentation maintained by the respective agencies.
Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $30,349.55

Activate the Dept. of Interior (DOI) to perform the duties of the Natural and Cultural Resources (NCR) Recovery Support Function (RSF) Coordination Agency to complete the Mission Scoping Assessment (MSA) process by 20th of August and identify a NCR Field Coordinator in support of recovery operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in the state of Oklahoma.


Amendment #2:  Amend to extend date to 10/31/15 and obligate an additional $14,935.90
Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $30,349.55

Activate the Dept. of Interior (DOI) to perform the duties of the Natural and Cultural Resources (NCR) Recovery Support Function (RSF) Coordination Agency to complete the Mission Scoping Assessment (MSA) process by 20th of August and identify a NCR Field Coordinator in support of recovery operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in the state of Oklahoma.


Amendment #3:  Amend to de-obligate $45,582.80 per ULO validation report and close MA. Final invoice received.
Amendment #2:  Amend to extend date to 10/31/15 and obligate an additional $14,935.90
Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $30,349.55

Activate the Dept. of Interior (DOI) to perform the duties of the Natural and Cultural Resources (NCR) Recovery Support Function (RSF) Coordination Agency to complete the Mission Scoping Assessment (MSA) process by 20th of August and identify a NCR Field Coordinator in support of recovery operations in response to severe storms, tornadoes, straight-line winds and flooding (FEMA-4222-DR-OK) in the state of Oklahoma.

Post-Declaration activation, in accordance with the National Disaster Recovery Framework (NDRF), of the Natural and Cultural Resources Recovery Support Function (NCR RSF) to ensure the activities and outcomes identified in the Recovery ¿¿¿¿¿¿¿¿¿¿¿¿ Federal Interagency Operations Plan (FIOP) are achieved in accomplishment of the mission to integrate Federal assets and capabilities to help State and Tribal governments and communities address long-term environmental and cultural resource recovery needs.
Functions will be performed at the Joint Field Office (JFO) in Oklahoma City, OK or other locations determined in coordination with FEMA, and in collaboration and coordination with the Federal Coordinating Officer (FCO) and the Federal Disaster Recovery Coordinator (FDRC).
Duties include, but are not limited to:
¿¿¿¿¿¿¿¿¿¿¿¿	Activation of the Natural and Cultural Resources RSF and identification of a Natural and Cultural Resources RSF Field Coordinator to support the FDRC starting the week of July 13, 2015. Field coordinator may work on site, provide virtual support, or work episodically based on need and with the concurrence of the FDRC.
¿¿¿¿¿¿¿¿¿¿¿¿	Coordination of RSF field activities with the appropriate RSF primary and support agencies and organizations, and JFO and State partners including the Environmental and Historic Preservation (EHP) officer and the State Historic Preservation Officer (SHPO).
¿¿¿¿¿¿¿¿¿¿¿¿	Provide Subject Matter Expertise to the FDRC.
¿¿¿¿¿¿¿¿¿¿¿¿	Conduct a Mission Scoping Assessment of the Natural and Cultural Resources sector for the FDRC no later than August 14, 2015 or other date agreed to between the RSF Field Coordinator and the FDRC. Mission Scoping should include existing data on natural and cultural resource impacts and identification of initial state, local and tribal recovery priorities.
¿¿¿¿¿¿¿¿¿¿¿¿	Prepare the Natural and Cultural section of the initial Recovery Support Strategy (RSS) by building on the mission scoping assessment and make recommendations for follow-on activities. Submission of the Natural and Cultural Resources section of the initial RSS to the FDRC is to be no later than 60 days after the completion of the Mission Scoping Assessment or other date agreed to between the RSF Field Coordinator and the FDRC.
¿¿¿¿¿¿¿¿¿¿¿¿	Additional tasks consistent with the FIOP may be assigned by Task Order including, but not limited to: implementing the Natural and Cultural Resources portion of the Recovery Support Strategy (RSS).
This Mission Assignment is effective upon receipt and will remain so until superseded by an Interagency Agreement (IAA) or other suitable document agreeable to both DOI and FEMA or when the Statement of Work (SOW) is completed.
Administrative costs, per diem, overtime, travel and transportation rentals are allowed under this MA.
Equipment purchases are not authorized under this MA unless requested and approved by FEMA prior to purchase.
This activation and the costs associated to support it will remain current until your agency is either stood down or deactivated by mutual agreement or a succeeding document is executed.
Additional funding may be added to this MA by Amendment when fully justified by DOI and agreed upon by FEMA.
Supporting Info/Notes:
Note: Total estimated costs are for planning purposes only. Federal agencies will be reimbursed ONLY for actual costs incurred. The mission assigned agency is responsible for ensuring that the activity was properly authorized, goods were received, and services were provided. The agency must also ensure that the costs are reasonable and supported by documentation maintained by the respective agencies.
Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK

Post-Declaration activation for appropriate GSA personnel to perform the functions of ESF #7 in the RRCC, IMAT, Preliminary Damage Assessment (PDA) Team, Rapid Needs Assessment (RNA) Team, or other teams and locations, including facilitating lease and contract services for field facilities in support of 4222-DR-OK at the direction and coordination of FEMA, beginning May 27, 2015 and ending June 10, 2015. This activation may include overtime and administrative costs.
Leases, contracts, or purchases will be separately funded with a 40-1. No leases, contracts, or purchases are authorized under the funding for this Mission Assignment.
MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).


Amendment #1: Amend to extend end date to 6/24/15 and add and additional $12,000 to this mission.

Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK


Amendment #2: Amend to de-obligate and close this mission. Since the end date was indicated in the SOW, and the mission will be extended, a new MA will need to be executed (GSA-02).

Amendment #1: Amend to extend end date to 6/24/15 and add and additional $12,000 to this mission.

Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK


Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK

This mission is being opened after GSA-01 was closed due to end date being in the SOW. All bills should be billed to this mission assignment.

Post-Declaration activation for appropriate GSA personnel to perform the functions of ESF #7 in the RRCC, Emergency Response Team (ERT/IMAT), Preliminary Damage Assessment (PDA) Team, Rapid Needs Assessment (RNA) Team, or other teams and locations, including facilitating lease and contract services for field facilities in support of 4222-DR-OK at the direction and coordination of FEMA. This activation may include overtime and administrative costs.
Leases, contracts, or purchases will be separately funded with a 40-1. No leases, contracts, or purchases are authorized under the funding for this Mission Assignment.
MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to extend end date to 9/30/15 no additional funding required.

Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK

This mission is being opened after GSA-01 was closed due to end date being in the SOW. All bills should be billed to this mission assignment.


Amendment #2: Amend to extend end date to 10/31/15 and increase funding by $16,875.92
Amendment #1: Amend to extend end date to 9/30/15 no additional funding required.

Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK

This mission is being opened after GSA-01 was closed due to end date being in the SOW. All bills should be billed to this mission assignment.


Amendment #3: Amend to extend end date to 10/31/15. End date was not input in GSA-02-02
Amendment #2: Amend to extend end date to 10/31/15 and increase funding by $16,875.92
Amendment #1: Amend to extend end date to 9/30/15 no additional funding required.

Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK

This mission is being opened after GSA-01 was closed due to end date being in the SOW. All bills should be billed to this mission assignment.


Amendment #4: Amend to de-obligate remaining funds of $24,800.26 due to no activity since 3/25/2016 and no response from GSA for request for final bill.  Change Project Officer to Archie Salters.
Amendment #3: Amend to extend end date to 10/31/15. End date was not input in GSA-02-02
Amendment #2: Amend to extend end date to 10/31/15 and increase funding by $16,875.92
Amendment #1: Amend to extend end date to 9/30/15 no additional funding required.

Activate General Services Administration (GSA) to the Oklahoma EOC to perform duties of Emergency Support Function (ESF) #7 in support of Post-Declaration disaster operations in support of 4222-DR-OK

This mission is being opened after GSA-01 was closed due to end date being in the SOW. All bills should be billed to this mission assignment.


Activate Dept. Health and Human Services to perform duties of the Health and Social Services (HSS) Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of Augfust 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA-DR-4222-OK) in the state of Oklahoma

Post-Declaration activation of the Health and Social Services Recovery Support Function (HSS RSF), in accordance with the National Disaster Recovery Framework (NDRF), to support accomplishment of  activities and outcomes identified in the Recovery  Federal Interagency Operations Plan (FIOP)  to assist individuals and communities in meeting their recovery goals and priorities.
HSS RSF functions will be performed primarily at the Joint Field Office (JFO) in Oklahoma City, OK, or other locations determined in coordination with FEMA, and in collaboration and coordination with the Federal Coordinating Officer (FCO), Federal Disaster Recovery Coordinator (FDRC), other relevant RSFs, and federal Departments and Agencies.
Duties include, but are not limited to:
Activation of the HSS RSF;Identification of an HSS RSF Field Coordinator to support the FDRC starting the week of July 20, 2015. Field Coordinator may work on site, provide virtual support, or work episodically based on need and with the concurrence of the FDRC. Coordination of RSF field activities with the appropriate RSF primary and support agencies and organizations, and JFO and State partners.Provide Subject Matter Expertise to the FDRC.
Conduct a Mission Scoping Assessment of the health and social services sector for the FDRC no later than August 21, 2015 or other date agreed to between the RSF Field Coordinator and the FDRC.Mission Scoping should include existing data on health and social service impacts and may include additional surveys or assessments to identify health and social services impacts and the scope of need, as well as identification of initial state, local and tribal recovery priorities.Prepare the HHS RSF section of the initial Recovery Support Strategy (RSS) by building on the mission scoping assessment and making recommendations for follow-on activities. Submission of the HHS RSF section of the initial RSS to the FDRC is required no later than 60 days after the completion of the Mission Scoping Assessment or other date agreed to between the RSF Field Coordinator and the FDRC. Additional tasks consistent with the FIOP may be assigned by Task Order including, but not limited to: implementing the HHS portion of the Recovery Support Strategy (RSS).
This Mission Assignment is effective upon receipt and will remain so until superseded by an Interagency Agreement (IAA) or other suitable document agreeable to both HHS and FEMA or when the Statement of Work is completed.
Administrative costs, per diem, overtime, travel and transportation rentals are allowed under this MA.
Equipment purchases are not authorized under this MA unless requested and approved by FEMA prior to purchase.
This activation and the costs associated to support it will remain current until your agency is either stood down or deactivated by mutual agreement or a succeeding document is executed. Additional funding may be added to this MA by Amendment when fully justified by HHS and agreed upon by FEMA.
HHS POC:  for the MA:  David Dolinsky (david.dolinsky@hhs.gov; 202-205-0499)
HHS POC for the HSS RSF:  Deborah Knickerbocker, CEM (Deborah.knickerbocker@hhs.gov; 202-841-3379)
Total Cost Estimate: $20,166.00Based On: Estimate from HHS/ASPR/OFPA Supporting Info/Notes:  Cost estimation worksheet attached.Note: Total estimated costs are for planning purposes only. Federal agencies will be reimbursed ONLY for actual costs incurred. The mission assigned agency is responsible for ensuring that the activity was properly authorized, goods were received, and services were provided. The agency must also ensure that the costs are reasonable and supported by documentation maintained by the respective agencies.Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $20,166.00

Activate Dept. Health and Human Services to perform duties of the Health and Social Services (HSS) Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of Augfust 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA-DR-4222-OK) in the state of Oklahoma


Amendment #2: Amend to extend end date to 10/31/2015.
Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $20,166.00

Activate Dept. Health and Human Services to perform duties of the Health and Social Services (HSS) Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of Augfust 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA-DR-4222-OK) in the state of Oklahoma


Amendment #3: Per attached ULO report de-obligate $28,306.68.
Amendment #2: Amend to extend end date to 10/31/2015.
Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $20,166.00

Activate Dept. Health and Human Services to perform duties of the Health and Social Services (HSS) Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of Augfust 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA-DR-4222-OK) in the state of Oklahoma


Amendment #4: Per attached ULO report de-obligate $5,253.37, leaving remaining balance of $1,691.17 for billing.
Amendment #3: Per attached ULO report de-obligate $28,306.68.
Amendment #2: Amend to extend end date to 10/31/2015.
Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $20,166.00

Activate Dept. Health and Human Services to perform duties of the Health and Social Services (HSS) Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of Augfust 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA-DR-4222-OK) in the state of Oklahoma


Amend #5: To de-obligate remaining funds in amount of $1072.06 which will operationally and financially close this mission. Emailed agency 1/22/2021 - no response so moving forward to de-obligate legacy MAs.

Amendment #4: Per attached ULO report de-obligate $5,253.37, leaving remaining balance of $1,691.17 for billing.
Amendment #3: Per attached ULO report de-obligate $28,306.68.
Amendment #2: Amend to extend end date to 10/31/2015.
Amendment #1: Amend to extend end date to 9/21/15 and obligate an additional $20,166.00

Activate Dept. Health and Human Services to perform duties of the Health and Social Services (HSS) Recovery Support Function (RSF) Coordinating Agency to complete the Mission Scoping Assessment (MSA) Process by 20th of Augfust 2015 and other duties in support of Recovery Operations in response to severe storms, tornadoes, straight-line winds, and flooding (FEMA-DR-4222-OK) in the state of Oklahoma


Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.

Post-Declaration activation for appropriate TVA personnel to perform the functions of ESF #5 in the RRCC, Emergency Response Team (ERT/IMAT), Preliminary Damage Assessment (PDA) Team, Rapid Needs Assessment (RNA) Team, or other teams and locations, at the direction and coordination of FEMA, beginning 6/4/15. This activation may include overtime and administrative costs.
Equipment purchases are not authorized under this Mission Assignment.
MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s).

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03

Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03

Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03

Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14

Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03

Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


AMendment #7: Amend to extend end date to 12/5/15 No additional funding required.

Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14

Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03

Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.

Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14

Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03

Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.

Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #15: Per email request amend to increase funds by $84,889.33 and extend end date to 7/6/16.
Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #16: Per email request amend to extend end date to 8/6/16 no additional funding required.
Amendment #15: Per email request amend to increase funds by $84,889.33 and extend end date to 7/6/16.
Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #17: Per email request amend to extend end date to 9/6/16 no additional funding required.
Amendment #16: Per email request amend to extend end date to 8/6/16 no additional funding required.
Amendment #15: Per email request amend to increase funds by $84,889.33 and extend end date to 7/6/16.
Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #18:  Per email request amend to extend end date to 10/06/2016 no additional funding required.
Amendment #17: Per email request amend to extend end date to 9/6/16 no additional funding required.
Amendment #16: Per email request amend to extend end date to 8/6/16 no additional funding required.
Amendment #15: Per email request amend to increase funds by $84,889.33 and extend end date to 7/6/16.
Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #19: Per October ULO de-obligate $93,250.90 leaving the MA open with a balance of $20,000.00 for anticipated billing.
Amendment #18: Per email request amend to extend end date to 10/06/2016 no additional funding required.
Amendment #17: Per email request amend to extend end date to 9/6/16 no additional funding required.
Amendment #16: Per email request amend to extend end date to 8/6/16 no additional funding required.
Amendment #15: Per email request amend to increase funds by $84,889.33 and extend end date to 7/6/16.
Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Amendment #20: Per the January ULO Validation report, de-obligate $17,722.11 and close this MA.
Amendment #19: Per October ULO de-obligate $93,250.90 leaving the MA open with a balance of $20,000.00 for anticipated billing.
Amendment #18: Per email request amend to extend end date to 10/06/2016 no additional funding required.
Amendment #17: Per email request amend to extend end date to 9/6/16 no additional funding required.
Amendment #16: Per email request amend to extend end date to 8/6/16 no additional funding required.
Amendment #15: Per email request amend to increase funds by $84,889.33 and extend end date to 7/6/16.
Amendment #14: Per e-mail request amend to increase funds by $303,774.81 and extend end date to 6/5/16.
Amendment#13: Per e-mail request amend to increase funds by $603,258.98.
Amendment#12: Amend to increase funds by 60K & extend POE to 5/5/2016 - email justification attached.
Amendment #11: Amend to extend end date to 4/4/2016 no additional funding.
Amendment #10: Amend to extend end date to 3/4/2016 no additional funding.
Amendment #9: Amend to exend end date to 2/4/16 and increase funding by 589,967.67
Amendment #8: Amend to extend end date to 1/4/16 no additional funding required.
Amendment #7: Amend to extend end date to 12/5/15 No additional funding required.
Amendment #6: Amend to extend end date to 11/5/15 and obligate and additional $937,715.14
Amendment #5: Amend to extend end date to 10/5/15 and obligate and additional $1,455,414.40.
Amendment #4: Amend to increase funding $193,514.45 for 10 additional people 8/17/15 through 9/4/15.
Amendment #3: Amend to extend the end date to 9/3/15 and add an additional $1,224,613.03
Amendment #2:Amend to add an additional 15 personnel to  this mission, bringing the total number of personnel to 45. Also, adding $1,400,000.00 to the mission to cover the next 30 days through 8/4/15.
Amendment #1: Amend to add an additional 15 personnel to the original 15 personnel for this mission, bringing the total number of personnel to 30. Once TVA has exhausted 90% of the original obligated amount, any additional funding requested will be incrementally added on a 30 day basis.

Activate Tennessee Valley Authority (TVA) to the IOF to perform duties of Emergency Support Function (ESF) #5 including PA in support of Post-Declaration disaster operations in response to DR-4222-OK.


Activate CNCS to deploy to the Joint Field Office in support of disaster operations in response to R06 Severe Storms and Tornadoes DR-4223 TX Anderson 05-08-2015 in the State of TX. to perform duties to support Emergency Support Function (ESF) #6 in accordance with duties outlined in the FEMA/CNCS Memorandum of Understanding (MOU). State is requesting a team of 50 for 30-days to assist with volunteer managemet, donations maagement, chainsaw crews (including equipment), and  mucking crews.

In accordance with duties outlined in the FEMA/CNCS MOU, CNCS personnel, as directed by the FEMA ESF #6 assigned Regional or Lead or designee, may support activities in the following areas: shelter, feeding, donations and volunteer management, warehousing, non-hazardous disaster debris removal for special needs populations, tarping under the approved USACE program, chain saw work (for qualified crews only) including equipment, call centers, volunteer base camp, needs assessment, and long-term recovery committees.

Per Diem, overtime, travel and transportation rentals are allowed under this MA.  Equipment purchases are not authorized under this MA.


Amendment#1: Amend to de-obligate $7,614.88 and close MA per ULO, IFMIS report and OFA email.
Activate CNCS to deploy to the Joint Field Office in support of disaster operations in response to R06 Severe Storms and Tornadoes DR-4223 TX Anderson 05-08-2015 in the State of TX. to perform duties to support Emergency Support Function (ESF) #6 in accordance with duties outlined in the FEMA/CNCS Memorandum of Understanding (MOU). State is requesting a team of 50 for 30-days to assist with volunteer managemet, donations maagement, chainsaw crews (including equipment), and  mucking crews.


Activate ESF 3 (USACE) to include a team leader and debris PRT to deploy down to the Texas SOC with the IMAT in support of 4223 DR TX.

Provide FEMA with oversight of State and/or local entities¿ debris operations while working under the direct supervision of FEMA¿s Public Assistance Officer for Debris Removal or the Public Assistance Officer¿s designee. Such oversight will include providing information to FEMA on technical requirements for debris operations, increasing the efficiency of such operations, efficient monitoring techniques, documentation requirements, etc. MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s). Note: The purpose of the task order is to direct specific activities within the scope of an existing MA. A task order form may be used if no additional funding is needed and the scope of the existing MA is not changed. If at a later time additional funding or completion date extensions are required, an amendment to the MA shall be issued to include the appropriate information. New requirements outside the scope of the original MA require the issuance of a new MA. All equipment and supply purchases must be coordinated with FEMA. Prior FEMA approval is necessary to ensure reimbursement.

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov


Amendment #1:  To extend the mission assignment project end date to 08/30/15 and to increase mission assignment funding by $810,000(to be incrementally funded monthly at $270,000 per mos).   Funding authorized to support 5 additional Debris personnel and 2 existing personnel in support of FEMA through the mission end date.  Activation and deployment of personnel will be conducted as directed by FEMA.

Activate ESF 3 (USACE) to include a team leader and debris PRT to deploy down to the Texas SOC with the IMAT in support of 4223 DR TX.


Amendment #2: Amend to incrementally fund $270,000.
Amendment #1:  To extend the mission assignment project end date to 08/30/15 and to increase mission assignment funding by $810,000(to be incrementally funded monthly at $270,000 per mos).   Funding authorized to support 5 additional Debris personnel and 2 existing personnel in support of FEMA through the mission end date.  Activation and deployment of personnel will be conducted as directed by FEMA.

Activate ESF 3 (USACE) to include a team leader and debris PRT to deploy down to the Texas SOC with the IMAT in support of 4223 DR TX.


Amendment #3: Amend to correct end date to July 30, 2015.
Amendment #2: Amend to incrementally fund $270,000.
Amendment #1:  To extend the mission assignment project end date to 08/30/15 and to increase mission assignment funding by $810,000(to be incrementally funded monthly at $270,000 per mos).   Funding authorized to support 5 additional Debris personnel and 2 existing personnel in support of FEMA through the mission end date.  Activation and deployment of personnel will be conducted as directed by FEMA.

Activate ESF 3 (USACE) to include a team leader and debris PRT to deploy down to the Texas SOC with the IMAT in support of 4223 DR TX.


Amendment #4: Amend to de-obligate and close.
Amendment #3: Amend to correct end date to July 30, 2015.
Amendment #2: Amend to incrementally fund $270,000.
Amendment #1:  To extend the mission assignment project end date to 08/30/15 and to increase mission assignment funding by $810,000(to be incrementally funded monthly at $270,000 per mos).   Funding authorized to support 5 additional Debris personnel and 2 existing personnel in support of FEMA through the mission end date.  Activation and deployment of personnel will be conducted as directed by FEMA.

Activate ESF 3 (USACE) to include a team leader and debris PRT to deploy down to the Texas SOC with the IMAT in support of 4223 DR TX.


Amendment #5: Amend to de-obligate $130.00 credit bill and change Project Manager.  MA remains closed.
Amendment #4: Amend to de-obligate and close.
Amendment #3: Amend to correct end date to July 30, 2015.
Amendment #2: Amend to incrementally fund $270,000.
Amendment #1:  To extend the mission assignment project end date to 08/30/15 and to increase mission assignment funding by $810,000(to be incrementally funded monthly at $270,000 per mos).   Funding authorized to support 5 additional Debris personnel and 2 existing personnel in support of FEMA through the mission end date.  Activation and deployment of personnel will be conducted as directed by FEMA.

Activate ESF 3 (USACE) to include a team leader and debris PRT to deploy down to the Texas SOC with the IMAT in support of 4223 DR TX.

Provide FEMA with oversight of State and/or local entities¿¿¿¿ debris operations while working under the direct supervision of FEMA¿¿¿¿s Public Assistance Officer for Debris Removal or the Public Assistance Officer¿¿¿¿s designee. Such oversight will include providing information to FEMA on technical requirements for debris operations, increasing the efficiency of such operations, efficient monitoring techniques, documentation requirements, etc. MA task orders will be issued for specific personnel requirements, location(s), dates, and duration of assignment(s). Note: The purpose of the task order is to direct specific activities within the scope of an existing MA. A task order form may be used if no additional funding is needed and the scope of the existing MA is not changed. If at a later time additional funding or completion date extensions are required, an amendment to the MA shall be issued to include the appropriate information. New requirements outside the scope of the original MA require the issuance of a new MA. All equipment and supply purchases must be coordinated with FEMA. Prior FEMA approval is necessary to ensure reimbursement.

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov