Amendment 5: Amend to extend this Mission Assignment SPD-04 (temp housing design and tech monitors) estimated project end date to 30 September 2019.

Amendment 4: Amend to extend this Mission Assignment SPD04
(temp housing design and tech monitors) estimated project end date to 31 July 2019

Amendment 3: Amend to extend the Mission Assignment SPD-04(Temporary Housing Design and Technical Monitors) POP date to the 30th of June 2019 and increase funding by 3,083,400 due to the increase of staff.

AMENDMENT 2: Request Mission Assignment amendment to SPD-04 (Temporary Housing Design and Technical Monitors - FOS) increasing funds another $1.44M.  Based on our current burn rate, this will cover the current staffing level (15) for 60 more days.  Based on the current tempo, believe this mission will extend at least through March.

15 PAX x $1600/day x 60 days = $1,440,000

Change Projected End Date to 03/31/2018 and change Project Manager to A.D. Hill

AMENDMENT 1: Amend the temporary housing mission assignment (4407DR-CA-COE-SPD-04) to increase funds by $1,000,000, for a total mission assignment funding of $2,000,000. The purpose of the additional funding is to deploy the following personnel:
- Five (5) contract officer representatives (FEMA-approved)
- Ten (10) additional technical monitors
- Train 20 technical monitors at the FEMA temporary housing training facility in Selma, Alabama.

Funding:
- 15 people for 30 days @ $1,800 per person = $855,000
- Training 20 technical monitors at the Selma, AL, facility - 4 days each @ $1,800 per day = $144,000.
Total funding request = $1,000,000.

At the direction of and in coordination with FEMA, activate and deploy USACE temporary housing personnel to provide project management, technical monitoring, contracting officer representatives, site design, or any additional support required to meet FEMA objectives supporting execution of the direct housing program


Amendment 6: De-obligate $2,932,105.74 and closeout mission assignment. Change PM to DeLane Garner

Amendment 5: Amend to extend this Mission Assignment SPD-04 (temp housing design and tech monitors) estimated project end date to 30 September 2019.

Amendment 4: Amend to extend this Mission Assignment SPD04
(temp housing design and tech monitors) estimated project end date to 31 July 2019

Amendment 3: Amend to extend the Mission Assignment SPD-04(Temporary Housing Design and Technical Monitors) POP date to the 30th of June 2019 and increase funding by 3,083,400 due to the increase of staff.

AMENDMENT 2: Request Mission Assignment amendment to SPD-04 (Temporary Housing Design and Technical Monitors - FOS) increasing funds another $1.44M.  Based on our current burn rate, this will cover the current staffing level (15) for 60 more days.  Based on the current tempo, believe this mission will extend at least through March.

15 PAX x $1600/day x 60 days = $1,440,000

Change Projected End Date to 03/31/2018 and change Project Manager to A.D. Hill

AMENDMENT 1: Amend the temporary housing mission assignment (4407DR-CA-COE-SPD-04) to increase funds by $1,000,000, for a total mission assignment funding of $2,000,000. The purpose of the additional funding is to deploy the following personnel:
- Five (5) contract officer representatives (FEMA-approved)
- Ten (10) additional technical monitors
- Train 20 technical monitors at the FEMA temporary housing training facility in Selma, Alabama.

Funding:
- 15 people for 30 days @ $1,800 per person = $855,000
- Training 20 technical monitors at the Selma, AL, facility - 4 days each @ $1,800 per day = $144,000.
Total funding request = $1,000,000.

At the direction of and in coordination with FEMA, activate and deploy USACE temporary housing personnel to provide project management, technical monitoring, contracting officer representatives, site design, or any additional support required to meet FEMA objectives supporting execution of the direct housing program

Provide project management, technical monitoring, contracting officer representatives, site design, or other support to meet FEMA objectives necessary to support execution of the direct housing program. Activities may include cost estimating, engineering and construction schedule management, resource alignment, project-oriented coordination, quality assurance inspections and administrative assistance or data management support for non-PIV systems. Mission Assignment Task Orders (MATOs) may be issued for specific personnel specialties, required increments, locations, dates, and duration of assignments. The purpose of the MATO is to direct specific activities within the scope of an existing MA. A MATO may be used if no additional funding is needed and the scope of the existing MA is not changed. If at a later time, additional funding or completion date extensions are required, an amendment to the MA shall be issued to include the appropriate information. New requirements, outside the scope of the original MA, require the issuance of a new MA. All purchases and expenditures over $500 or for accountable property, except fuel, must be coordinated with FEMA. Prior to approval from the Federal Approving Official (FAO), is necessary to ensure reimbursement. Agencies will be reimbursed for all eligible expenses under 44 CFR 206.8, "Reimbursement of Other Federal Agencies." **Total estimated costs are for planning purposes only and are subject to change.


USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.

As directed by and in coordination with FEMA, USACE will deploy elements of the Temporary Housing PRT to provide travel trailers and/or manufactured housing unit (MHUs) site development and construction, including installation of utilities.

USACE is responsible for providing personnel and/or equipment necessary to accomplish the mission.

 Required permitting.
MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).
 All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.
 Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement.
 The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.
 MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been provided.


Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #13 Extend projected end date to 08/31/2020

Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #14 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #13 Extend projected end date to 08/31/2020

Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #15 Extend projected end date to 10/31/2020.

Amendment #14 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #13 Extend projected end date to 08/31/2020

Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #16 Extend projected end date to 12/31/2020

Amendment #15 Extend projected end date to 10/31/2020.

Amendment #14 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #13 Extend projected end date to 08/31/2020

Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #17 Extend projected end date to 03/31/2021

Amendment #16 Extend projected end date to 12/31/2020

Amendment #15 Extend projected end date to 10/31/2020.

Amendment #14 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #13 Extend projected end date to 08/31/2020

Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Amendment #18 De-obligate 2,300,894.08  and closeout mission assignment once final invoice post.

Amendment #17 Extend projected end date to 03/31/2021

Amendment #16 Extend projected end date to 12/31/2020

Amendment #15 Extend projected end date to 10/31/2020.

Amendment #14 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #13 Extend projected end date to 08/31/2020

Amendment 12: Extend project end date 31 July to complete contract closeout work. Change PM to D. Garner from Closeout process.

Amendment 11: amend to extend project end date to 31 March 2020. No additional funding is required at this time

Amendment 10: Amend to extend MA06 estimated project completion date to 31 Dec 2019. No additional funding is required at this time. Change PM to James Marquis

Amendment 9: Amend to extend MA06 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment 8: Amend to extend MA06 estimated project end date to 30 September 2019

Amendment 7: Extend projected end date to 07/31/2019

Amendment 6: increase funding by $7,000,000 for Hegan/Aztec Housing Sites

Amendment 5:(COE-06)Increase funding by 600k

Amendment 4: additional funding of $2,100,000, extend end date to 6/30/2019, and change PM to James Marquis.

Amendment #3 Increase funds by $3,000,000. This amendment is required to construct the Larkin Temporary Housing Group Site located in Oroville, CA. New total for this MA will be $8.25M.

Amendment #2 Increase funding 2.20M

Amendment #1 Increase funding $1M and extend project end date to 05/01/2019

USACE to build emergency group site(s) to support trailer mobile home units, to include all design, utility installation, haul and install of trailer units (if not a part of the existing haul and install contracts), all permitting, and other required construction and management as necessary.


Debris Reduction, Transfer and Disposal Support

The State of California is requesting Federal Assistance to support the overall DR 4407 post wildfire debris mission. Specifically, we request establishment and operation of a
temporary debris processing location to facilitate the acceptance, sorting, reduction, transportation and disposal of nonhazardous materials delivered to the site by the State of California.

The debris delivered to this site by the State and /or the State of California. The debris delivered to site by the State and/or their contractor shall consist of the following nonhazardous materials: concrete, masonry, automobiles/vehicles and other metal debris. Additional non hazardous materials may be considered and included upon mutual agreement between the State and FEMA.


Amendment #1 Change project end date to 30 June 2019. No change in cost

Debris Reduction, Transfer and Disposal Support


amendment #2 de-obligating $100,000,000 of the $250,000,000 mission amount, leaving a balance on the MA of $150,000,000. Change PM to Tim Britt

Amendment #1 Change project end date to 30 June 2019. No change in cost

Debris Reduction, Transfer and Disposal Support


Amendment #3 de-obligation of 148,000,000.00 leaving balance of 2,000,000.00

amendment #2 de-obligating $100,000,000 of the $250,000,000 mission amount, leaving a balance on the MA of $150,000,000. Change PM to Tim Britt

Amendment #1 Change project end date to 30 June 2019. No change in cost

Debris Reduction, Transfer and Disposal Support


Amendment 4: Change PM to James Marquis and State Cost Share to 90/10 see attached FRN #3

Amendment #3 de-obligation of 148,000,000.00 leaving balance of 2,000,000.00

amendment #2 de-obligating $100,000,000 of the $250,000,000 mission amount, leaving a balance on the MA of $150,000,000. Change PM to Tim Britt

Amendment #1 Change project end date to 30 June 2019. No change in cost

Debris Reduction, Transfer and Disposal Support


Amendment #5 De-obligate $1,656,252.44 and close out MA per attached close out memo.

Amendment 4: Change PM to James Marquis and State Cost Share to 90/10 see attached FRN #3

Amendment #3 de-obligation of 148,000,000.00 leaving balance of 2,000,000.00

amendment #2 de-obligating $100,000,000 of the $250,000,000 mission amount, leaving a balance on the MA of $150,000,000. Change PM to Tim Britt

Amendment #1 Change project end date to 30 June 2019. No change in cost

Debris Reduction, Transfer and Disposal Support


Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000

Provide technical monitoring, support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Activities may include:
Daily reports, training, data collection, meetings and coordination with Fed and State partners.

Mission Assignment Task Orders (MATOs) may be issued for specific personnel specialties, required increments, locations, dates, and duration of assignments. The purpose
of the MATO is to direct specific activities within the scope of an existing MA. A MATO may be used if no additional funding is needed and the scope of the existing MA is not changed.

If at a later time, additional funding or completion date extensions are required, an amendment to the MA shall be issued to include the appropriate information. New
requirements, outside the scope of the original MA, require the issuance of a new MA.

All purchases and expenditures over $500 or for accountable property, except fuel, must be coordinated with FEMA. Prior to approval from the Federal Approving Official (FAO), is necessary to ensure reimbursement.
Agencies will be reimbursed for all eligible expenses under 44 CFR 206.8, "Reimbursement of Other Federal Agencies."

**Total estimated costs are for planning purposes only and are subject to change.


Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment 3: increase funding by $2,300,000

Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment 4: increase funding by $180,000 for debris database

Amendment 3: increase funding by $2,300,000

Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment #5 to increase funding by $1,500,000.00

Amendment 4: increase funding by $180,000 for debris database

Amendment 3: increase funding by $2,300,000

Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment #6 Amend to extend MA08 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment #5 to increase funding by $1,500,000.00

Amendment 4: increase funding by $180,000 for debris database

Amendment 3: increase funding by $2,300,000

Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment #7 Amend to extend MA08 estimated project end date to 31 December 2019. No additional funding required at this time. Chane PM to James Marquis.

Amendment #6 Amend to extend MA08 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment #5 to increase funding by $1,500,000.00

Amendment 4: increase funding by $180,000 for debris database

Amendment 3: increase funding by $2,300,000

Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Amendment #8 de-obligate $4,558,878.57 and closeout mission assignment. Change PM to D. Garner for closeout process.

Amendment #7 Amend to extend MA08 estimated project end date to 31 December 2019. No additional funding required at this time. Chane PM to James Marquis.

Amendment #6 Amend to extend MA08 estimated project end date to 31 October 2019. No additional funding is required at this time. Change PM to Arlie Hill.

Amendment #5 to increase funding by $1,500,000.00

Amendment 4: increase funding by $180,000 for debris database

Amendment 3: increase funding by $2,300,000

Amendment 2- COE-08: Increase funding by 2,701,800. Extend POP to 9/30/2019

Amendment 1- to increase funding in the amount of $2,023,200 part of the incremental funding of total cost of $6,570,000. Extend Project end date to 05/20/2019

Activate and deploy USACE Debris Technical Monitor personnel to provide technical monitoring support required to meet FEMA objectives supporting execution of the State of California debris removal operations.

Incrementally funded in 90 day installments. total amount $6,570,000


Activate the U. S. Army Corps of Engineers (USACE) to coordinate Infrastructure RSF

As directed by and in coordination with FEMA, the U.S. Army Corps of Engineers (USACE) will provide appropriate IS-RSF personnel to the JFO, or other facilities in support of National Disaster Recovery Framework post-disaster operations.

The IS RSF Field Coordinator may be designated by the USACE Division affected by incident, in consultation with the IS RSF National Coordinator.

USACE may request additional support via Subject Matter Experts from pertinent Primary agencies supporting Infrastructure Systems, on an operation-by-operation basis.

The Infrastructure Systems RSF Field Coordinator will:  Provide Subject Matter Expertise to the Federal Disaster Recovery Coordinator (FDRC).  Convene the RSF, formalize communications/meetings with the IS RSF, and serve as the Federal point-person for all IS RSF-related matters at the field level. Maintain regular internal coordination/communication related to RSF initiatives at the field, regional, and national levels and ensure work in the disaster-affected area is consistent with the Recovery Support Strategy (RSS).  Develop an approach to support infrastructure systems recovery, unique to the local communities and/or regional situation. Provide technical assistance and collaborate with other agencies on recovery strategies/solutions and mitigation resilience, and sustainability opportunities. Assist RSF agencies in continuing to incorporate comprehensive, multi-sector view, coordination activities that align with the RSS.  Develop and complete NDRF products that may include the Mission Scoping Assessment, RSS and/or performance tracking tools.  In consultation with the National RSF Coordinator, serve as an agency representative or agency liaison.  Monitor supported and implemented recovery programs.  Provide support either deployed on-site, episodically, or virtually as needed. The Infrastructure Systems RSF Field Coordinator will be selected based upon several key criteria beyond that of subject matter experience. The selected individual will  Be either housed in, or intimately aware of the region which is affected.  Have experience in coordination with economic, infrastructure, supply chain transportation as well as either experience or knowledge of mitigation and resilience as well as reach back capability for technical support of these areas.  Have knowledge or experience with housing as an economic driver.  Have experience managing staff, planning and meeting facilitation. IS-RSF activation may also include applicable USACE agency program area Subject Matter Experts (SMEs).

Those SME costs are not considered in this initial estimate. Costs would vary based on the magnitude and duration of the disaster recovery operations as authorized by FEMA.  MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).

All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.

MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).  Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement.

The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.

MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been provided.


Amendment #1 to extend project end date to 06/30/2019. Change PM to Mary Millholland.

Activate the U. S. Army Corps of Engineers (USACE) to coordinate Infrastructure RSF


Amendment #2 De-obligate $94,737.61 and close out MA per close out memo attached.

Amendment #1 to extend project end date to 06/30/2019. Change PM to Mary Millholland.

Activate the U. S. Army Corps of Engineers (USACE) to coordinate Infrastructure RSF


Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.

Provide planning, technical monitoring and data collection/reporting support of Hazardous Tree Removal Operations within the State of California as directed by and in support of FEMA.

Activities may include development of a data collection system tailored for field collection and reporting of execution data throughout the operation.

Mission Assignment Task Orders (MATOs) may be issued for specific personnel specialties, required increments, locations,dates, and duration of assignments.

The purpose of the MATO is to direct specific activities within the scope of an existing MA.

A MATO may be used if no additional funding is needed and the scope of the existing MA is not changed.

If at a later time, additional funding or completion date extensions are required, an amendment to the MA shall be issued to include the appropriate information.

New requirements, outside the scope of the original MA, require the issuance of a new MA.

*****Total estimated costs are for planning purposes only and are subject to change.***


Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #2  Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #3 Extend Projected end date to 08/31/2020

Amendment #2  Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #4 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #3 Extend Projected end date to 08/31/2020

Amendment #2  Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #5 Extend projected end date to 10/31/2020

Amendment #4 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #3 Extend Projected end date to 08/31/2020

Amendment #2  Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #6 Extend projected end date to 04/30/2021

Amendment #5 Extend projected end date to 10/31/2020

Amendment #4 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #3 Extend Projected end date to 08/31/2020

Amendment #2  Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #7 Extend projected end date to 07/31/2021

Amendment #6 Extend projected end date to 04/30/2021

Amendment #5 Extend projected end date to 10/31/2020

Amendment #4 Extend Projected end date to 09/30/2020. No additional funding required

Amendment #3 Extend Projected end date to 08/31/2020

Amendment #2  Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1 Extend project end date 14 May 2020. Change PM to A.D. Hill

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amendment #8: Increase funding by $124K and extend project end date to 9/30/2021.

Amendment #7: Extend projected end date to 07/31/2021.

Amendment #6: Extend projected end date to 04/30/2021.

Amendment #5: Extend projected end date to 10/31/2020.

Amendment #4: Extend Projected end date to 09/30/2020. No additional funding required.

Amendment #3: Extend Projected end date to 08/31/2020.

Amendment #2: Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1: Extend project end date 14 May 2020. Change PM to A.D. Hill.

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amednemnt #9: Extend project end date to 12/31/2021.

Amendment #8: Increase funding by $124K and extend project end date to 9/30/2021.

Amendment #7: Extend projected end date to 07/31/2021.

Amendment #6: Extend projected end date to 04/30/2021.

Amendment #5: Extend projected end date to 10/31/2020.

Amendment #4: Extend Projected end date to 09/30/2020. No additional funding required.

Amendment #3: Extend Projected end date to 08/31/2020.

Amendment #2: Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1: Extend project end date 14 May 2020. Change PM to A.D. Hill.

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amednment #10: Increase funding by $124,000 to cover current operations cost.

Amednemnt #9: Extend project end date to 12/31/2021.

Amendment #8: Increase funding by $124K and extend project end date to 9/30/2021.

Amendment #7: Extend projected end date to 07/31/2021.

Amendment #6: Extend projected end date to 04/30/2021.

Amendment #5: Extend projected end date to 10/31/2020.

Amendment #4: Extend Projected end date to 09/30/2020. No additional funding required.

Amendment #3: Extend Projected end date to 08/31/2020.

Amendment #2: Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1: Extend project end date 14 May 2020. Change PM to A.D. Hill.

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


Amednment #11: Deobligate $86,192.19 and closeout mission Assignment.

Amednment #10: Increase funding by $124,000 to cover current operations cost.

Amednemnt #9: Extend project end date to 12/31/2021.

Amendment #8: Increase funding by $124K and extend project end date to 9/30/2021.

Amendment #7: Extend projected end date to 07/31/2021.

Amendment #6: Extend projected end date to 04/30/2021.

Amendment #5: Extend projected end date to 10/31/2020.

Amendment #4: Extend Projected end date to 09/30/2020. No additional funding required.

Amendment #3: Extend Projected end date to 08/31/2020.

Amendment #2: Extend project end date to 31 July 2020. Change PM to D. Garner

Amendment #1: Extend project end date 14 May 2020. Change PM to A.D. Hill.

Activate and deploy Debris Technical Monitors, SME's and Team Leader(s) as directed by and in support of FEMA to provide mission planning, technical monitoring and data collection/reporting support of the State of California's hazardous tree removal operations to meet FEMA objectives.


HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.

As directed by and in coordination with FEMA, Housing & Urban Development (HUD) will deploy personnel to provide specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), the Joint Field Office, and Disaster Recovery Centers (DRCs) in support of FEMA disaster operations.  Activities may include, but are not limited to identification of available housing stock, review of existing Federal and State programs and authorities, assistance with the development of disaster specific housing plans, and providing housing community and economic redevelopment expertise to promote recovery efforts. HUD personnel may be tasked to support the housing resource databases.

HUD is responsible for providing personnel and/or equipment necessary to accomplish the mission.

MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).

All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.

Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR.  Supporting documentation is required for reimbursement.

The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.

MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157.  For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been provided.


Amendment #1 increase funding 75K and  extend Project end date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


DHUD-01 Amendment #3 Extend POP to June 30, 2019 and add an additional $60,000 to cover extension

Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


DHUD-01 Amendment #4 Extend POP to August 31, 2019 without additional funding. Change PM to Daniel Horvath.

DHUD-01 Amendment #3 Extend POP to June 30, 2019 and add an additional $60,000 to cover extension

Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


DHUD-01 Amendment #5 Extend POP to October 30, 2019 without additional funding.

DHUD-01 Amendment #4 Extend POP to August 31, 2019 without additional funding. Change PM to Daniel Horvath.

DHUD-01 Amendment #3 Extend POP to June 30, 2019 and add an additional $60,000 to cover extension

Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


DHUD-01 Amendment #6 Extend POP to December 30, 2019 without additional funding. Change PM to James Marquis

DHUD-01 Amendment #5 Extend POP to October 30, 2019 without additional funding.

DHUD-01 Amendment #4 Extend POP to August 31, 2019 without additional funding. Change PM to Daniel Horvath.

DHUD-01 Amendment #3 Extend POP to June 30, 2019 and add an additional $60,000 to cover extension

Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


DHUD-01 Amendment #7 Extend POP to March 31, 2020 without additional funding.

DHUD-01 Amendment #6 Extend POP to December 30, 2019 without additional funding. Change PM to James Marquis

DHUD-01 Amendment #5 Extend POP to October 30, 2019 without additional funding.

DHUD-01 Amendment #4 Extend POP to August 31, 2019 without additional funding. Change PM to Daniel Horvath.

DHUD-01 Amendment #3 Extend POP to June 30, 2019 and add an additional $60,000 to cover extension

Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


DHUD-01 Amendment #8 De-obligate $47,420.71 and closeout mission assignment

DHUD-01 Amendment #7 Extend POP to March 31, 2020 without additional funding.

DHUD-01 Amendment #6 Extend POP to December 30, 2019 without additional funding. Change PM to James Marquis

DHUD-01 Amendment #5 Extend POP to October 30, 2019 without additional funding.

DHUD-01 Amendment #4 Extend POP to August 31, 2019 without additional funding. Change PM to Daniel Horvath.

DHUD-01 Amendment #3 Extend POP to June 30, 2019 and add an additional $60,000 to cover extension

Amendment #2 Extend project end date to 05/31/2019 increase funds by $80K

Amendment #1 increase funding 75K and  extend Project end
date to 30 April 2019. Change PM to A.D. Hill

HUD specialized expertise to FEMA to support the State-Led Housing Task Force (HTF), Joint Field Office, and Disaster Recovery Centers (DRCs) for approximately 90 days.


Activate the Department of Commerce  Economic Development Administration to coordinate Economic RSF for DR 4407

The Economic RSF will provide Subject Matter Expertise to the Federal Disaster Recovery Coordinator (FDRC) in the development and completion of mission scoping, strategy development and performance tracking. The RSF Field Coordinator will contribute through collaboration to integrated plans that address Economic sector related solutions, and mitigation opportunities as well as opportunities for resilience and sustainability.

In accordance with the National Disaster Recovery Framework (NDRF), activation of the Economic Recovery Support Function (RSF) to provide
federal coordination with the appropriate RSF primary and support agencies and organizations as well as other Federal agencies, State and private sector partners, as directed by Mission Assignment Task Orders (MATO).

The agency is to come with all equipment and materials necessary to be fully operational.

MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).

All purchase and expenditures must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.

Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement.

The mission assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and
that costs are reasonable and supported by documentation maintained by the respective agencies.

MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157.

For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been
provided


Amendment #1 De-obligate $120,000 from Mission Assignment. Change PM to James Marquis

Activate the Department of Commerce  Economic Development Administration to coordinate Economic RSF for DR 4407


Provide Full-Motion Video (FMV) of the incident area affected by wildfires in support of disaster operations in the state of California.  All Local, State, and non DoD national assets are exhausted or do not have the capacity to meet this requirement

As requested by and in coordination with FEMA, DoD will provide high altitude, full-motion video of the State of California affected by wildfires in support of FEMAs efforts to conduct damage assessment and coordinate response operations. Specific asset must provide near real-time streaming video with 12-hour+ dwell time and electro-optical and infrared capabilities. 24-hour support and coverage is required. Associated other mission essential personnel for mission completion authorized, as required. Supporting unit must operate in an UNCLASSIFIED ground control station to facilitate dissemination through SIRIS/JAGWIRE and DAART for assessment. All equipment and supply purchase must be coordinated with FEMA. Prior FEMA approval is necessary for reimbursement. Fuel will not be provided by FEMA to support operations. **All purchases and expenditures must be coordinated with FEMA. Prior approval, from the Federal Approving Official (FAO), is necessary to ensure reimbursement. Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR 206.8 Reimbursement of Other Federal Agencies. Total estimated costs are for planning purposes only and are subject to change. The cost estimate does not represent all of the eligible costs, which could be reimbursed. ***Mission Assignment Task Orders (MATOs) may be issued for specific personnel requirements, locations, dates, and duration of assignments. The purpose of the MATO is to direct specific activities within the scope of an existing MA. A MATO may be used if no additional funding is needed and the scope of the existing MA is not changed. If, at a later time, additional funding or completion date extensions are required, an amendment to the MA shall be issued to include the appropriate information. New requirements, outside the scope of the original MA, require the issuance of a new MA. Supporting Information and Coordinating Instructions attached.


Amendment #1 Amend to De-obligate the amount of 261,509.64 from Mission Assignment.

Provide Full-Motion Video (FMV) of the incident area affected by wildfires in support of disaster operations in the state of California.  All Local, State, and non DoD national assets are exhausted or do not have the capacity to meet this requirement


Amendment 2: Change PM to James Marquis and State Cost Share to 90/10 see attached FRN #3

Amendment #1 Amend to De-obligate the amount of 261,509.64 from Mission Assignment.

Provide Full-Motion Video (FMV) of the incident area affected by wildfires in support of disaster operations in the state of California.  All Local, State, and non DoD national assets are exhausted or do not have the capacity to meet this requirement


Amendment 3: De-obligate $242,490.36 and closeout mission assignment. No Billing activity in over 526 Days. Email sent to OFA. Will reopen if invoice is submitted in future. Change PM to D. Garner

Amendment 2: Change PM to James Marquis and State Cost Share to 90/10 see attached FRN #3

Amendment #1 Amend to De-obligate the amount of 261,509.64 from Mission Assignment.

Provide Full-Motion Video (FMV) of the incident area affected by wildfires in support of disaster operations in the state of California.  All Local, State, and non DoD national assets are exhausted or do not have the capacity to meet this requirement


Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.

As directed by and in coordination with FEMA, Department of Defense will provide facility and support at Sharpe Army Depot (SAD) as a FEMA Federal Staging Area (FSA), for forward distribution of equipment to the affected area(s) or other locations as required, in support of California wild-land fire-fighting response.  FEMA will stage approximately 1,300 Mobile Housing Units (MHU) and Travel Trailer Units (TTU) in preparation for employment.  FEMA will provide all necessary Materiel Handling Equipment (MHE), additional staging area security and any needed build-out of interim office space and capability.

Your agency must validate the unliquidated MA balance at least annually as stipulated by FEMA to maintain reimbursable authority. Accrual data must also be provided to FEMA no later than the third business day after fiscal quarter end close. Information can be submitted FEMA-Disaster-MA-ULO@DHS.gov

Initial installation requirements may include, but are not limited to, the following:
Provide no less than twenty (20) acres of hard-stand parking space to stage and deploy static and rolling equipment.
Provide limited office space facilities for approximately twenty Federal personnel.
Parking for up to 10 official use only vehicles (GOVs).
Parking for up to 20 POV for FEMA Personnel and Contractors.
Installation Support for Contractor access control and or badging as required by Security Personnel.

Mission Assignment Task Orders (MATOs) may be issued for specific personnel, requirements, locations, dates, and duration of assignments.  The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies


Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #3 to 4407DR-CA-DOD-02 to extend end date to 07/30 and change PM to James Marquis

Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #4 to 4407DR-CA-DOD-02 to extend end date to 09/30/2019

Amendment #3 to 4407DR-CA-DOD-02 to extend end date to 07/30 and change PM to James Marquis

Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #5 to 4407DR-CA-DOD-02 to extend end date to 11/30/2019. Change PM to Arlie Hill

Amendment #4 to 4407DR-CA-DOD-02 to extend end date to 09/30/2019

Amendment #3 to 4407DR-CA-DOD-02 to extend end date to 07/30 and change PM to James Marquis

Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #6 to 4407DR-CA-DOD-02 to extend end date to 12/30/2019.

Amendment #5 to 4407DR-CA-DOD-02 to extend end date to 11/30/2019. Change PM to Arlie Hill

Amendment #4 to 4407DR-CA-DOD-02 to extend end date to 09/30/2019

Amendment #3 to 4407DR-CA-DOD-02 to extend end date to 07/30 and change PM to James Marquis

Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #7 to 4407DR-CA-DOD-02  to increase funding $217,954.91 to cover final invoices from DOD.

Amendment #6 to 4407DR-CA-DOD-02 to extend end date to 12/30/2019.

Amendment #5 to 4407DR-CA-DOD-02 to extend end date to 11/30/2019. Change PM to Arlie Hill

Amendment #4 to 4407DR-CA-DOD-02 to extend end date to 09/30/2019

Amendment #3 to 4407DR-CA-DOD-02 to extend end date to 07/30 and change PM to James Marquis

Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Amendment #8 De-obligate $100K and closeout mission Assignment.  Change PM to D Garner for Closeout process

Amendment #7 to 4407DR-CA-DOD-02  to increase funding $217,954.91 to cover final invoices from DOD.

Amendment #6 to 4407DR-CA-DOD-02 to extend end date to 12/30/2019.

Amendment #5 to 4407DR-CA-DOD-02 to extend end date to 11/30/2019. Change PM to Arlie Hill

Amendment #4 to 4407DR-CA-DOD-02 to extend end date to 09/30/2019

Amendment #3 to 4407DR-CA-DOD-02 to extend end date to 07/30 and change PM to James Marquis

Amendment #2 to 4407DR-CA-DOD-02 to extend project end date to 30th of May 2019. Change Project Manager to A.D. Hill.

Amendment #1 Extend project end date to 28 FEB 2019. no additional funds needed at this time.

Request DOD provide Sharpe Army Depot (SAD) as a FEMA Incident Support Base (ISB) for vehicle, travel trailers, mobile homes, and other equipment staging as well as office space support for up to thirty (30) days.


Activate DOD to support FEMA response operations at CalOES, IOF or other locations as required

As directed by and in coordination with FEMA, Dept of Defense (DOD) will provide appropriate personnel to include EPLO/SEPLO to the RRCC, IOF, JFO or other facilities in support of FEMA disaster operations. Funding for DOD command center(s), if authorized by FEMA, will be provided under a separate MA.  MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).  All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.  Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement.  If required and authorized by FEMA, activation of agency command center(s) will be covered under a separate MA.  The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.  MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional obligations may be


Amendment #1 De-obligate $20K and closeout Mission Assignment, Due to no billing activity for over 600 days.  Change PM to D. Garner for closeout process

Activate DOD to support FEMA response operations at CalOES, IOF or other locations as required


Request DOD provide Navel Base Ventura as a FEMA Federal Staging Area (FSA) for vehicle, travel trailers, and other equipment staging for up to thirty (30) days.

As directed by and in coordination with FEMA, Department of Defense will provide staging at Naval Base Ventura as a FEMA Federal Staging Area (FSA), for forward distribution of equipment to the affected area(s) or other locations as required, in support of California wild-land fire-fighting response. FEMA will stage approximately 4 trailers and other equipment.


Amendment #1 extend project end date to 31 jan 2019.

Request DOD provide Navel Base Ventura as a FEMA Federal Staging Area (FSA) for vehicle, travel trailers, and other equipment staging for up to thirty (30) days.


Amendment #2 Amend to close out Mission Assignment and De-obligate the funds of $10,000.

Amendment #1 extend project end date to 31 jan 2019.

Request DOD provide Navel Base Ventura as a FEMA Federal Staging Area (FSA) for vehicle, travel trailers, and other equipment staging for up to thirty (30) days.


Activate DOE to RRCC. IOF, JFO, or other team(s) & facilities as requested

As directed by and in coordination with FEMA, Dept of Energy (DOE) will provide appropriate personnel to the RRCC, IOF, JFO, or other team(s) or facilities as requested to perform the functions of ESF-12 in support of disaster operations Funding for DOE command center(s), if authorized by FEMA, will be provided under a separate MA.

MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).  All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.

Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR.

Supporting documentation is required for reimbursement.

The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.

As shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157.

For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been provided.


Amendment #1 to 4407DR-CA-DOE-02 Supplement request of $22K to cover on-going DOE ESF#12 support at the CA SEOC, increasing total MA to $32K.

Activate DOE to RRCC. IOF, JFO, or other team(s) & facilities as requested


Amendment #2 Amendment to De-obligate the funds of $24,186.79 from Mission Assignment.

Amendment #1 to 4407DR-CA-DOE-02 Supplement request of $22K to cover on-going DOE ESF#12 support at the CA SEOC, increasing total MA to $32K.

Activate DOE to RRCC. IOF, JFO, or other team(s) & facilities as requested


Amendment #3 Add 1 cent to mission assignment to bring total to $7,813.22 to cover final bill.

Amendment #2 Amendment to De-obligate the funds of $24,186.79 from Mission Assignment.

Amendment #1 to 4407DR-CA-DOE-02 Supplement request of $22K to cover on-going DOE ESF#12 support at the CA SEOC, increasing total MA to $32K.

Activate DOE to RRCC. IOF, JFO, or other team(s) & facilities as requested


DOI/FWS to conduct 40 hour Hazardous Waste Operations and Emergency Response (HAZWOPER) training for tribal cultural monitors for fire debris removal resulting from the Camp Fire.


Amendment #1- Change state cost share to 90/10 per FRN.

DOI/FWS to conduct 40 hour Hazardous Waste Operations and Emergency Response (HAZWOPER) training for tribal cultural monitors for fire debris removal resulting from the Camp Fire.


Amendment #2 - De-obligate $26,664.18 and close out MA per attached email.

Amendment #1- Change state cost share to 90/10 per FRN.

DOI/FWS to conduct 40 hour Hazardous Waste Operations and Emergency Response (HAZWOPER) training for tribal cultural monitors for fire debris removal resulting from the Camp Fire.


Activate Department of Interior to coordinate Natural & Cultural Resources RSF. Integrate Federal assets and capabilities to address long-term environmental and cultural resource recovery needs after large-scale and catastrophic incident. The RSF Field Coordinator will serve as the Federal point-person as Review Adviser, Housing and Economic RSFs, as necessary. This work is conducted in support of recovery operations for the Wildfires in California under FEMA DR-4407-CA and in accordance with the National Disaster Recovery Framework (NDRF).

All purchases and expenditures must be coordinated with FEMA. Prior approval, from the Federal Approving Official (FAO), is necessary to ensure reimbursement. Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR 206.8, Reimbursement of Other Federal Agencies.

Mission Assignment Task Orders (MATOs) may be issued for specific personnel, requirements, locations, dates, and duration of assignments.

The mission assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that
costs are reasonable and supported by documentation maintained by the respective agencies.


Amendment#1 DOI-02: Extend end date to 5/31/2019 and to add additional funds of $70,000 to cover extension. Change PM to James Marquis.

Activate Department of Interior to coordinate Natural & Cultural Resources RSF


Amendment #2 De-obligate $10K from Mission Assignment awaiting finial invoices from DOI.   Change PM to D Garner for closeout process.

Amendment#1 DOI-02: Extend end date to 5/31/2019 and to add additional funds of $70,000 to cover extension. Change PM to James Marquis.

Activate Department of Interior to coordinate Natural & Cultural Resources RSF


Amendment #3 De-obligate $14,054.16 and closeout mission assignment.

Amendment #2 De-obligate $10K from Mission Assignment awaiting finial invoices from DOI.   Change PM to D Garner for closeout process.

Amendment#1 DOI-02: Extend end date to 5/31/2019 and to add additional funds of $70,000 to cover extension. Change PM to James Marquis.

Activate Department of Interior to coordinate Natural & Cultural Resources RSF


Amednemnt #4 De-obligate $500 awaiting finial invoices from DOI.

Amendment #3 De-obligate $14,054.16  awaiting finial invoices from DOI.

Amendment #2 De-obligate $10K from Mission Assignment awaiting finial invoices from DOI.   Change PM to D Garner for closeout process.

Amendment#1 DOI-02: Extend end date to 5/31/2019 and to add additional funds of $70,000 to cover extension. Change PM to James Marquis.

Activate Department of Interior to coordinate Natural & Cultural Resources RSF


Amednment #4 De-obligate $9,467.00 and closeout Mission assignment due to inactivity

Amednemnt #4 De-obligate $500 awaiting finial invoices from DOI.
Amendment #3 De-obligate $14,054.16  awaiting finial invoices from DOI.
Amendment #2 De-obligate $10K from Mission Assignment awaiting finial invoices from DOI.   Change PM to D Garner for closeout process.
Amendment#1 DOI-02: Extend end date to 5/31/2019 and to add additional funds of $70,000 to cover extension. Change PM to James Marquis.
Activate Department of Interior to coordinate Natural & Cultural Resources RSF

Activate Department of Interior to coordinate Natural & Cultural Resources RSF. Integrate Federal assets and capabilities to address long-term environmental and cultural resource recovery needs after large-scale and catastrophic incident. The RSF Field Coordinator will serve as the Federal point-person as Review Adviser, Housing and Economic RSFs, as necessary. This work is conducted in support of recovery operations for the Wildfires in California under FEMA DR-4407-CA and in accordance with the National Disaster Recovery Framework (NDRF).
All purchases and expenditures must be coordinated with FEMA. Prior approval, from the Federal Approving Official (FAO), is necessary to ensure reimbursement. Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR 206.8, Reimbursement of Other Federal Agencies.
Mission Assignment Task Orders (MATOs) may be issued for specific personnel, requirements, locations, dates, and duration of assignments.
The mission assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that
costs are reasonable and supported by documentation maintained by the respective agencies.


Amendment # 6  Increase funding $2,200.00 to cover invoice
Amednment #5 De-obligate $9,467.00 and closeout Mission assignment due to inactivity
Amednemnt #4 De-obligate $500 awaiting finial invoices from DOI.
Amendment #3 De-obligate $14,054.16  awaiting finial invoices from DOI.
Amendment #2 De-obligate $10K from Mission Assignment awaiting finial invoices from DOI.   Change PM to D Garner for closeout process.
Amendment#1 DOI-02: Extend end date to 5/31/2019 and to add additional funds of $70,000 to cover extension. Change PM to James Marquis.
Activate Department of Interior to coordinate Natural & Cultural Resources RSF


Activate DOT to RRCC, IOF, JFO, or other teams and facilities as requested

As directed by and in coordination with FEMA, Dept of Transportation (DOT) will provide appropriate personnel to RRCC, IOF, JFO, or others teams and facilities as requested. Funding for DOT command center(s), if authorized by FEMA, will be provided under a separate MA.  MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).  All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement.  Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement. may be withheld if no invoicing, ULO Validation, or additional justification has been provided.  The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.  MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional obligations


Amendment#1 Amend 4407DR-CA-DOT-01 to extend projected end date to 04/01/19 and add $5,000 to cover local travel expenses. Change Project Manager to A.D. Hill.

Activate DOT to RRCC, IOF, JFO, or other teams and facilities as requested


Amendment #2: de-obligate $13,306.99 and closeout mission assignment.

Amendment#1 Amend 4407DR-CA-DOT-01 to extend projected end date to 04/01/19 and add $5,000 to cover local travel expenses. Change Project Manager to A.D. Hill.

Activate DOT to RRCC, IOF, JFO, or other teams and facilities as requested


Request activation of ESF 1 to provide condition assessments for roadway infrastructure throughout DR4407. These roadway systems will consist of public, private, and FHWA routes that will be utilized in conducting a Private Property Debris Mission in support of the Camp Fire DR 4407.

FEMA Operations is requesting technical support from DOT through a Federal Operational Support
(FOS) Mission Assignment in order to provide condition assessments for roadway infrastructure
throughout Disaster Area. These roadway systems will consist of public, private, and FHWA routes
that will be utilized in conducting a Private Property Debris Mission in support of the Camp Fire.

The incident may cause minor damage to roads that result in damage similar to that which may occur
over time from other causes, such as the age of the road, traffic flow, and frequent rain. Therefore, distinguishing between preexisting damage and damage caused by the incident is often difficult. For the repair of this type of damage to be eligible, the Applicant must demonstrate
that the damage was directly caused by the incident.

In order to achieve this required criteria it is vital to demonstrate the condition of the roadway
prior to the event related damages. Due to the magnitude of the debris removal operation, and the
added impact of the event to the County and other local municipalities, this technical assistance
will help document current conditions. The effort is to assist in protecting Applicant claims as it
relates to grant reimbursement and avoid jeopardizing those claims due to a lack of required
documentation.

Dept. of Transportation will provide personnel and/or contracting support to perform damage and
condition assessments and cost validation for damaged to transportation systems, in support of
disaster operations.

This work will be conducted in concert with FEMA to inform critical decision
makers determine actual eligible expenses under different Federal programs (Stafford Act, FTA,
state and local resources, etc.) assist FEMA in completing damage and condition surveys and
followup surveys, and assist FEMA and FTA in noting vulnerabilities and verifying project
worksheets, as needed. DOT is responsible for providing personnel and/or equipment necessary to
accomplish the mission.

MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s),
and duration of assignment(s).

All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary
to ensure reimbursement.

Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting
documentation is required for reimbursement.

The mission assigned agency is responsible for ensuring that all activity is properly authorized,
goods are received, services are provided, and that costs are reasonable and supported by
documentation maintained by the respective agencies.

MAs shall be considered for closure after 180 days with no financial activity in accordance with
FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional obligations may
be withheld if no invoicing, ULO Validation, or additional justification has been provided.

A task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s),
and duration of assignment(s).

All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary
to ensure reimbursement.

Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting
documentation is required for reimbursement.

The mission assigned agency is responsible for ensuring that all activity is properly authorized,
goods are received, services are provided, and that costs are reasonable and supported by
documentation maintained by the respective agencies.

MAs shall be considered for closure after 180 days with no financial activity in accordance with
FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional

obligations may be withheld if no invoicing, ULO Validation, or additional justification has been
provided.


Amendment #1: De-obligate and close MA 4407DR-CA-DOT-02. This mission will be re-issued with a revised statement of work. (New MA 4407DR-CA-DOT-04)

Request activation of ESF 1 to provide condition assessments for roadway infrastructure throughout DR4407. These roadway systems will consist of public, private, and FHWA routes that will be utilized in conducting a Private Property Debris Mission in support of the Camp Fire DR 4407.


The U.S. Department of Transportation John A. Volpe National Transportation Systems Center will assess the existing conditions impacting survivor access to transportation; analyze transportation needs and capacity; evaluate the legal and institutional framework impacting provision of services; and assist in developing transportation plans addressing the post-disaster environment.

The John A. Volpe National Transportation Systems Center (Volpe Center) will prepare an analysis and plan for the Federal Emergency Management Agency (FEMA) to address transportation infrastructure and service needs in the disaster-affected area. A range of approaches will be considered. For the short term, such approaches will include partnering with local transit providers, partnering with traditional taxi companies and/or Transportation Network Companies (TNCs), and establishing a fixed-route or on-demand bus system. Medium-term and longer-term planning approaches, coordinated with applicable stakeholders, will also be considered.

To perform this work, the Volpe Center will assess the extent of the existing need for transportation service and capacity of local entities to meet this need; analyze the legal and institutional framework to identify applicable parameters; develop service concepts which might meet the established needs; and create recommendations for consideration by FEMA and relevant state and local stakeholders.

All work will be conducted in coordination with FEMA, the U.S. DOT RETREP, and other relevant federal, state, and local stakeholders, in line with other recovery activities and statutory planning processes.

MA Task Orders (MATOs) may be issued by FEMA for specific requirements, personnel, location(s), dates, and duration of assignment(s).

All equipment and supply purchases must be coordinated with FEMA; prior FAO approval is necessary to ensure reimbursement.

The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.  Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR; supporting documentation is required for reimbursement.

MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157. For operationally open MAs, requests for additional obligations may be withheld if invoicing, ULO validation, or additional justification has not been provided.


Amendment#1 Extend POP date to 05/31/2019. Change PM to James Marquis

The U.S. Department of Transportation John A. Volpe National Transportation Systems Center will assess the existing conditions impacting survivor access to transportation; analyze transportation needs and capacity; evaluate the legal and institutional framework impacting provision of services; and assist in developing transportation plans addressing the post-disaster environment.


Amendment #2 (DOT-03) Extend POP date to 07/31/2019

Amendment#1 Extend POP date to 05/31/2019. Change PM to James Marquis

The U.S. Department of Transportation John A. Volpe National Transportation Systems Center will assess the existing conditions impacting survivor access to transportation; analyze transportation needs and capacity; evaluate the legal and institutional framework impacting provision of services; and assist in developing transportation plans addressing the post-disaster environment.


Amendment #3 (DOT-03) De-obligate $39,829.99 and closeout mission assignment.

Amendment #2 (DOT-03) Extend POP date to 07/31/2019

Amendment#1 Extend POP date to 05/31/2019. Change PM to James Marquis

The U.S. Department of Transportation John A. Volpe National Transportation Systems Center will assess the existing conditions impacting survivor access to transportation; analyze transportation needs and capacity; evaluate the legal and institutional framework impacting provision of services; and assist in developing transportation plans addressing the post-disaster environment.


Activate DOT in support of ESF-1 to review local/county/state assessments of roadway infrastructure and provide highway/road SME to support meetings with local/state road agencies. (Re-issued from MA 4407DR-CA-DOT-02 with revised SOW)

As requested by and in coordination with FEMA, DOT will deploy Subject Matter Experts (SMEs) to provide technical expertise in support of disaster operations.
SME support will include but is not limited to:
* Road/Highway SME to provide general information and recommendations to FEMA including support at meetings with local/state road agencies.
* Reviewing local/county/state written condition assessments of roadway infrastructure in identified areas. These roadway systems will consist of roads on and off the Federal-Aid Highway System that will be utilized in conducting a Private Property Debris Mission in support of the Camp Fire. The debris mission may cause minor damage to roads that result in damage similar to that which may occur over time from other causes, such as the age of the road, traffic flow, and weather conditions. Therefore, distinguishing between preexisting damage and damage caused by the debris mission is often difficult. For the repair of this type of damage to be eligible, the Applicant must demonstrate that the damage was directly caused by the debris mission. In order to achieve this required criteria it is vital to demonstrate the pre-debris mission condition of the roadway. Due to the magnitude of the debris removal operation, and the added impact of the event to the County and other local municipalities, this technical assistance will help document current conditions. The effort is to assist in protecting Applicant claims as it relates to grant reimbursement and avoid jeopardizing those claims due to a lack of required documentation.

MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).
All equipment and supply purchases must be coordinated with FEMA; prior FAO approval is necessary to ensure reimbursement.
Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement.
The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.
MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157. For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been provided.


Amendment #1: De-obligate $50,000 and closeout mission assignment., due to no billing activity over 500 days. Will reopen MA if invoice is submitted

Activate DOT in support of ESF-1 to review local/county/state assessments of roadway infrastructure and provide highway/road SME to support meetings with local/state road agencies. (Re-issued from MA 4407DR-CA-DOT-02 with revised SOW)


AMENDMENT 1 TO ADD ADDITIONAL FUNDING IN SUPPORT OF HHW PLANNING MISSION

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested

As directed by and in coordination with FEMA, Environmental Protection Agency (EPA) will provide appropriate personnel to RRCC, IOF, JFO, or other teams and facilities as requested to support disaster operations. Funding for EPA command center(s), if authorized by FEMA, will be provided under a separate MA.  MA task orders may be issued by FEMA for specific requirements, personnel, location(s), date(s), and duration of assignment(s).

All equipment and supply purchases must be coordinated with FEMA. Prior FAO approval is necessary to ensure reimbursement. Agencies will be reimbursed for all eligible expenses pursuant to 44 CFR. Supporting documentation is required for reimbursement.

The mission-assigned agency is responsible for ensuring that all activity is properly authorized, goods are received, services are provided, and that costs are reasonable and supported by documentation maintained by the respective agencies.

MAs shall be considered for closure after 180 days with no financial activity in accordance with FEMA CFO Bulletin #157.

For MAs still operationally open, requests for additional obligations may be withheld if no invoicing, ULO Validation, or additional justification has been provided


Amendment 2 (EPA-01)De-obligate $200,000 from Mission Assignment

AMENDMENT 1 TO ADD ADDITIONAL FUNDING IN SUPPORT OF HHW PLANNING MISSION

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


Amendment 3 De-obligate $245K and await final invoices for Mission Assignment.

Amendment 2 (EPA-01)De-obligate $200,000 from Mission Assignment

AMENDMENT 1 TO ADD ADDITIONAL FUNDING IN SUPPORT OF HHW PLANNING MISSION

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


Amendment #4 De-obligate $2,000.00 from the mission.

Amendment 3 De-obligate $245K and await final invoices for Mission Assignment.

Amendment 2 (EPA-01)De-obligate $200,000 from Mission Assignment

AMENDMENT 1 TO ADD ADDITIONAL FUNDING IN SUPPORT OF HHW PLANNING MISSION

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


Amendment 5: Deobligate $11,555.33 per request from FEMA HQ and OFA

Amendment #4 De-obligate $2,000.00 from the mission.

Amendment 3 De-obligate $245K and await final invoices for Mission Assignment.

Amendment 2 (EPA-01)De-obligate $200,000 from Mission Assignment

AMENDMENT 1 TO ADD ADDITIONAL FUNDING IN SUPPORT OF HHW PLANNING MISSION

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


Amend 1 - Increase funding ($250K)

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


Amend 2 - De-obligate ($260K) and close

Amend 1 - Increase funding ($250K)

Activate EPA to RRCC, IOF, JFO, or other teams and facilities as requested


ESF10 EPA request to activate Radiological Monitoring and Assessment Team to Santa Susana Field Lab Rad Oversight

Mobilize EPA FOSC(s) and START contractors to the Santa Susana Field Lab (SSFL or ETEC) in response to a State of California request to provide radiological and chemical assessment support of the DOE and CST sampling mission. EPA assets may include deploying up to six RadNet units with up to three operators, a pallet-mounted gamma detector and radiation air sampling station, in perimeter neighborhoods to measure detectable releases and may be modified as determined by field conditions. RadNet is capable of transmitting near real-time data (after data validation) to a public-facing website.


Amendment 1 - Additional funding of $50,000 for additional Rad testing and evaluation of Santa Susana Field Lab.

ESF10 EPA request to activate Radiological Monitoring and Assessment Team to Santa Susana Field Lab Rad Oversight


Amendment #2- Change state cost share to 90/10 Per FRN 3. Also to de-obligate 45,000 from MA.

Amendment 1 - Additional funding of $50,000 for additional Rad testing and evaluation of Santa Susana Field Lab.

ESF10 EPA request to activate Radiological Monitoring and Assessment Team to Santa Susana Field Lab Rad Oversight


Amendment #3 De-obligate $-33,213.79 for this mission.

Amendment #2- Change state cost share to 90/10 Per FRN 3. Also to de-obligate 45,000 from MA.

Amendment 1 - Additional funding of $50,000 for additional Rad testing and evaluation of Santa Susana Field Lab.

ESF10 EPA request to activate Radiological Monitoring and Assessment Team to Santa Susana Field Lab Rad Oversight